Source document: https://docs-lawep.s3.us-east-2.amazonaws.com/1698840912876.pdf (Saint Vincent and the Grenadines)
SAINT VINCENT & THE GRENADINES REGIONAL DISASTER VULNERABILITY REDUCTION PROJECT IDA Credit Nos.

4986-VC & 5450-VC; SCF-PPCR Loan No.

TF011132; SCF-PPCR Grants Nos.

TF010206 & TF016733 Amendment #1 Issued: 27th July, 2018 for Bidding Documents For Construction of Bridges and Fords: Lot 1 – Dauphine; Lot 2 - Fenton SVG-RDVRP-W-NCB-10 Dated: 20th July, 2018 1.

Section IV – Bidding forms, Schedules – Bill of Quantities (BoQ) Class A (General Items) of the Bill of Quantities is revised as follows: i. ii.
Lot 1 – Dauphine: the quantities for Items A291, A295, A297 and A355.2 are revised from 7 to 9 months; items A221.1 and A221.2 are no longer applicable and therefore deleted.

Lot 2 – Fenton: the quantities for Items A291, A295, A297 and A355.2 are revised from 7 to 9 months These changes are reflected in the excerpt below as well as the re-issued BoQ.

Construction of Bridges and Fords: Lot 1 – Dauphine CLASS A General Items Item No.

Description Unit Qty.


Rate (EC$/Unit) Amount (EC$) A100 CONTRACTUAL REQUIREMENTS Bond A111 Performance Bond.

sum 1 Insurances A121 Insurance of the Works.

sum 1 Statutory Obligations A131 Third Party Insurance.

sum 1 A200 SPECIFIED REQUIREMENTS - - - - - - A251 A252 Quality Assurance/Quality Control (QA/QC) QA/QC Plan [as per Specification clause II.5].

sum Testing of materials; [concrete test cubes; Fill compaction, etc.

; samples and method of testing as per Specification clause II.5.4.1].
A261 Testing of work [Bridge Load Test as per Specification clause IV.22].

Submission of Documents A281 Implementation Procedures as per Specification clause II.5.3 sum sum sum A282 Work programme [in Microsoft Project on a sum Gantt Chart format as per Specification clause II.6].

A283 As-built Drawings sum Miscellaneous 1 1 1 1 1 1 - - - - - - - - - - - - CLASS A General Items Item No.

Description Unit Qty.

A291 Progress report [in five sets].


Rate to include progress photographs as per Specification II.6.1.3 A292 Project signboard.

mth nr Occupational Safety and Health Requirements & Environmenet Management Plan A294 Health and Safety Plan.

sum A295 Implementation of Health and Safety Plan [for duration of the contract period].
month A297 Implementation of the EMP (including works associated with protection of avian species as per Appendix 4 to the EMP) month 9 1 1 9 9 Page Total carried to Summary of Class A A300 METHOD-RELATED CHARGES Building & Facilities Item shall be deemed to include the provision of water supply, electricity, and sanitary facilities and their continuing operation and/or maintenance.
Rate (EC$/Unit) - Amount (EC$) - - - - - - - - - - - A311.1 Set up offices, workshops and facilities and remove upon completion; fixed charge.

sum 1 - - Temporary Works A355.1 Construct cofferdams for river diversion and sum 1 remove upon completion; fixed charge [as per Specification clause II.6.1.6].

- - A355.2 Maintain cofferdam for duration of month 9 construction; time-related charge [as per Specification clause II.6.1.6 and V.2.2].

- - CLASS A General Items Item No.


A356.1 Description Install pumping and dewatering at bridge site and remove upon completion; fixed charge [as per Specification clause II.6.1.6 and V.3.1].

Unit sum Qty.

1 Rate (EC$/Unit) Amount (EC$) - - A360 Temporary fencing [as per Specification clause V.3.1].

A380 Clearance of site upon completion.


sum sum 1 1 - - - - A400 PROVISIONAL/PRIME COST SUMS Provisional Sums A411.1 Provisional Sum for Road Restoration and Ditch Cleaning as per Technical Specification II.6.1.6.

sum 1 50,000 50,000 Page Total carried to Summary of Class A 50,000 Construction of Bridges and Fords: Lot 2 – Fenton CLASS A General Items Item No.

Description Unit Qty.

Rate (EC$/Unit) Amount (EC$) A100 CONTRACTUAL REQUIREMENTS Bond A111 Performance Bond.
sum 1 Insurances A121 Insurance of the Works.

sum 1 Statutory Obligations - - - - A131 Third Party Insurance.

sum 1 0 0 A200 SPECIFIED REQUIREMENTS Services for the Engineer/SO/PD's Representative Quality Assurance/Quality Control (QA/QC) A251 A252 QA/QC Plan [as per Specification clause II.5].

sum Testing of materials; [concrete test cubes; Fill compaction, etc.

; samples and method of testing as per Specification clause II.5.4.1].
A261 Testing of work [Bridge Load Test as per Specification clause IV.22].

Submission of Documents A281 Implementation Procedures as per Specification clause II.5.3 sum sum sum A282 Work programme [in Microsoft Project on a sum Gantt Chart format as per Specification clause II.6].

A283 As-built Drawings sum Miscellaneous 1 1 1 1 1 1 - - - - - - - - - - - - CLASS A General Items Item No.

A291 Description Progress report [in five sets].


Rate to include progress photographs as per Specification II.6.1.3 A292 Project signboard.

Unit mth nr Occupational Safety and Health Requirements & Environmenet Management Plan A294 Health and Safety Plan.

sum A295 Implementation of Health and Safety Plan [for duration of the contract period].
month A297 Implementation of the EMP (including works associated with protection of avian species as per Appendix 4 to the EMP) month Page Total carried to Summary of Class A A300 METHOD-RELATED CHARGES Building & Facilities Item shall be deemed to include the provision of water supply, electricity, and sanitary facilities and their continuing operation and/or maintenance.

Qty.
Qty.

Rate (EC$/Unit) Amount (EC$) 9 1 1 9 9 - - - - - - - - - - - A311.1 Set up offices, workshops and facilities and sum 1 remove upon completion; fixed charge.

- - Temporary Works A355.1 Construct cofferdams for river diversion and sum 1 remove upon completion; fixed charge [as per Specification clause II.6.1.6].

- - A355.2 Maintain cofferdam for duration of month 9 construction; time-related charge [as per Specification clause II.6.1.6 and V.2.2].
- - A356.1 Install pumping and dewatering at bridge site and remove upon completion; fixed charge [as per Specification clause II.6.1.6 and V.3.1].

sum 1 - - CLASS A General Items Item No.

A360 Description Temporary fencing [as per Specification clause V.3.1].

A380 Clearance of site upon completion.

Unit sum sum Qty.
Unit sum sum Qty.

Rate (EC$/Unit) Amount (EC$) 1 1 - - - - A400 PROVISIONAL/PRIME COST SUMS Provisional Sums A411.1 Provisional Sum for Road Restoration and sum 1 Ditch Cleaning as per Technical Specification II.6.1.6.

200,000 200,000 Page Total carried to Summary of Class A 200,000 Please confirm in writing receipt of this Amendment #1 Date: ……….. 2018 Signature: ……………………….. Title………………….. Name…………