Source document: https://docs-lawep.s3.us-east-2.amazonaws.com/1698837197640.pdf (Saint Vincent and the Grenadines)
Caribbean Regional Communications Infrastructure Program (CARCIP) St.Vincent and the Grenadines Project PROJECT IMPLEMENTATION MANUAL Final October 17, 2012 Central Planning Division Ministry of Finance and Economic Planning 1st Floor, Administrative Centre, Bay Street, Kingstown, St.Vincent Tel.
: (784) 457-1746 ● Fax: (784) 456-2430 ● E-mail: cenplan@svgcpd.com , Administrative Centre, Bay Street, Kingstown, Table of Contents ABBREVIATIONS AND ACROYNYMS .............................................................................................. vi SECTION 1: INTRODUCTION ......................................................................................................... 1 SECTION 2: THE PROJECT ............................................................................................................. 2 A.
Project Objective ........................................................................................................................ 2 B.
Project Beneficiaries ................................................................................................................... 2 C. Project Scope and Components .................................................................................................. 2 D. Project Cost and Financing Plan .................................................................................................. 4 E. F. Expected Outcomes ................................................................................................................... 6 Project Conditions ...................................................................................................................... 7 SECTION 3: INSTITUTIONAL ARRANGEMENTS FOR PROJECT MANAGEMENT .................................... 9 A.
Regional Level ............................................................................................................................ 9 i. ii.

iii.
iii.

Collaboration with CTU ....................................................................................................... 9 Technical Agreement ...................................................................................................... 10 Regional Steering Committee ......................................................................................... 10 B.
National Level ......................................................................................................................... 10 i. ii.

iii.

iv.

v. vi.
Administrative Arrangements .......................................................................................... 10 Public Sector Investment Management Unit (PSIPMU) .................................................. 12 National Project Coordinator ........................................................................................... 15 Business Incubation Grants and Training Grants Manager ............................................ 15 Office of the Prime Minister ............................................................................................ 15 National Telecommunications Regulatory Commission (NTRC) ..................................... 16 vii.
International Development Association/ World Bank ..................................................... 16 viii.

National Project Steering Committee .............................................................................. 16 C. Business Plans and Training Plans ............................................................................................ 17 i. ii.
Eligibility Criteria for Business Plans and Training Plans ................................................ 17 Approval of Business or Training Plans ........................................................................... 18 SECTION 4: Procurement procedures.......................................................................................... 21 A.
Legal Framework ..................................................................................................................... 21 CARCIP-SVG Project Implementation Manual Page ii B.
Institutional Structures for Procurement: ................................................................................ 21 C. Procurement Planning ............................................................................................................. 22 D. General Guidelines .................................................................................................................. 23 E. Methods of Procurement ........................................................................................................ 26 a. b.
Procurement of Goods, Works and Non- consulting Services: ........................................... 26 Procurement of Consultant services ................................................................................. 29 SECTION 5: FINANCIAL PROCEDURES MANUAL ........................................................................... 36 A.
Legal Framework ..................................................................................................................... 36 B. C. Institutional Responsibilities .................................................................................................... 36 Financial Management Procedures .......................................................................................... 36 D. Project Planning and Budgeting ............................................................................................... 37 E. Accounting Procedures ............................................................................................................ 37 I. II.
III.

IV.

V. VI.
Procedures for requesting payments from PSIPMU .......................................................... 37 Internal Control Procedures of the PSIPMU ...................................................................... 38 Authorisation of payment from local account................................................................... 38 Accounting procedures for payments ............................................................................... 38 Filing and maintenance of financial records ...................................................................... 38 Disbursement Arrangements............................................................................................ 39 VII.
Disbursement Deadline Date ............................................................................................ 40 VIII.

Authorised signatories ..................................................................................................... 40 IX.

Withdrawal of Financing Proceeds ................................................................................... 40 X. XI.
Electronic Delivery ........................................................................................................... 40 Chart of accounts ............................................................................................................. 41 XII.

Basis for accounting and standards .................................................................................. 42 XIII.

Procedures for recording funds received from the World Bank ........................................ 42 XIV.
Forms and other documentation used for financial activities............................................ 42 XV.
Payment Procedures ........................................................................................................ 42 F. Eligible Expenditures ............................................................................................................... 43 G. Journal Entries for Disbursement of Funds .............................................................................. 44 H. Bank Reconciliation Statements .............................................................................................. 44 SECTION 6: PROJECT MONITORING AND EVALUATION ................................................................. 45 A.
Institution for Monitoring ........................................................................................................ 45 CARCIP-SVG Project Implementation Manual Page iii B.
Monitoring System .................................................................................................................. 45 C. Monitoring Indicators .............................................................................................................. 46 SECTION 7: REPORTING ............................................................................................................. 46 A.

B.
B.

Summary of Reports ................................................................................................................ 46 Financial Reports Requirements .............................................................................................. 47 I. II.
Disbursement Plan ........................................................................................................... 48 Interim Financial Report (IFR) ........................................................................................... 48 III.
Annual Financial Reports .................................................................................................. 49 C. Audited Financial Statements .................................................................................................. 49 D. Bank Reconciliation Statements .............................................................................................. 50 E. Recording of Fixed Assets ........................................................................................................ 50 F. World Bank Financial Supervision Arrangements ..................................................................... 50 G. Project Reports ....................................................................................................................... 51 H. Project Completion Report ...................................................................................................... 51 Annexes .................................................................................................................................. 52 Annex 1: TOR for Project Coordinator ............................................................................................. 52 Annex 2: Terms of Reference for Steering Committee ..................................................................... 56 Annex 3: Procurement Plan - 18 months ......................................................................................... 60 Annex 4: Procurement Plan Format for Consultancy Services .......................................................... 62 Annex 5: Procurement Plan Format for Goods ............................................................................. 63 Annex 6: Sample Forms for Withdrawal of IDA Funds ................................................................. 64 Annex 7: Sample Format: Designated Account Reconciliation Statement ................................... 64 Annex 8: Results Framework and Monitoring .............................................................................. 66 Annex 9: Sample IFR...................................................................................................................... 69 Annex 10: Sample TOR for Financial Audit ................................................................................... 69 Tel.
:8 CARCIP-SVG Project Implementation Manual Page iv 4-457-1746 ● Fax: 784-456-2430 ● E-m LIST OF TABLES Table 1: Estimated Lending Envelope by Country, First Phase -1A (US$ million)...................................... 4 Table 2: Financing Plan by Project Components ..................................................................................... 5 Table 3: Expected Outcomes .................................................................................................................. 6 Table 4: Procurement Arrangement ................................................................................................... 25 Table 5 : Sample Action Plan ............................................................................................................... 35 Table 6: Eligible Expenditure by Category ............................................................................................ 44 Table 7: Summary of Reports .............................................................................................................. 46 LIST OF FIGURES Figure 1: Regional Implementation Structure ......................................................................................... 9 Figure 2: National Organisational Structure ......................................................................................... 11 Figure 3: PSIPMU Organisational Chart ............................................................................................... 13 Figure 4: Business Incubation and Training
 Delivery Chart ................................................................... 19 Figure 5: Flow of Funds Chart .............................................................................................................. 41 CARCIP-SVG Project Implementation Manual Page v CURRENCY EQUIVALENT (As of February 29, 2012) Currency Unit = US Dollar SDR$1 = USD $ 1.55602 FISCAL YEAR January 1 – December 31 ABBREVIATIONS AND ACROYNYMS APL Adaptable Program Loan AWPB Annual Work Plan & Budget BoSVG Bank of St Vincent and the Grenadines CARCIP Caribbean Regional Communications Infrastructure Program CED Centre for Enterprise and Development CKLN Caribbean Knowledge and Learning Network CPD CQS CTU DA DTST Central Planning Division Selection Based on Consultant Qualifications Caribbean Telecommunications Union Designated Account Department of Telecommunications, Science and Technology ECTEL Eastern Caribbean Telecommunications Authority EoI Expression of Interest CARCIP-SVG Project Implementation Manual Page vi FA FBS FMS FS GA Finance Agreement Fixed Budget Selection Financial Management System Financial Specialist Grant Agreement GoSVG Government of St. Vincent and the Grenadines GPN IA General Procurement Notice Implementation Agreement IBRD International Bank for Reconstruction and Development ICB ICT IDA IFR International Competitive Bidding Information Communication Technology International Development Association Interim Financial Reports INTOSAI International
 Organization of Supreme Audit Institutions ISA International Standards on Auditing IT/ITES Information Technology /Information Technology-Enabled Services ITSD IXP LCS LIB Information Technology Services Division Internet Exchange Point Least-Cost Selection Limited International Bidding MOU Memorandum of Understanding NCB NCTI NTRC PAD PMU National Competitive Bidding National Center for Technological Innovation National Telecommunications Regulatory Commission Project Appraisal Document Project Monitoring Unit CARCIP-SVG Project Implementation Manual Page vii PP PPP Project Plan Public Private Partnership Arrangements PSIPMU Public Sector Investment Management Unit QBS QCBS RFP SBDs SDRs Quality Based Selection Quality and Cost Based Selection Request for Proposals Standard Bidding Documents Special Drawing Rights SMEs Small and Medium Enterprises SSS TA TOR Single-Source Selection of Consultants Technical Agreement Terms of Reference CARCIP-SVG Project Implementation Manual Page viii SECTION 1: INTRODUCTION The Government of St. Vincent and the Grenadines (GoSVG) along with Grenada and St. Lucia have agreed to participate in a first phase regional programme designed to facilitate the connectivity to regional broadband networks through submarine cable and terrestrial infrastructure.
This will enable the participating countries to increase access to quality and affordable information and communication technology services.

The program will support St. Vincent and the Grenadines’ objectives of leveraging the Information Communication Technology (ICT) sector to carry out transformation in the country; and to improve service delivery in both the public and the private sectors; provide citizens with ICT skills and create jobs; which are consistent with the country’s development agenda.
The Government has signed a Financing Agreement (credit number 5118-VC) with the International Development Association (IDA)/World Bank on June 26, 2012 to finance the Caribbean Regional Communications Infrastructure Program (CARCIP) – St. Vincent and the Grenadines project.

The project is estimated to cost US$6.0 million or EC$16.0 million and is 100 percent IDA financing.

The project was approved by the Bank’s Board on May 22, 2012 and will close on February 1, 2017.
This project implementation manual is intended to facilitate the work of officials involved in the implementation of the project.

It provides detailed arrangements and procedures for the following: 1.

Institutional coordination and day-to-day execution of the Project.

2.

Project budgeting, disbursement and financial management.

3.

Procurement.

4.

Environmental and social safeguard guidelines.

5.

Monitoring, evaluation, and reporting.


It compiles and summarises several key documents that are essential for consultation during project implementation.
These are: a) The Financing Agreement (FA) b) Project Appraisal Document (PAD) c) Minutes of Negotiations with the World Bank d) Disbursement Guidelines for projects e) World Bank Disbursement Letter f) General Conditions for Credit and Grants g) Guidelines: Procurement of Goods, Works and non-consulting services h) Guidelines: Selection of Consultants i) Guidelines: Financial Reporting and Auditing of Projects j) Financial Accounting and Reporting Manual CARCIP-SVG Project Implementation Manual Page 1 k) Central Supplies Tenders’ Board Procurement Regulations l) Environmental and Social Management Framework m) Technical Agreement with the Caribbean Telecommunications Union (CTU) SECTION 2: THE PROJECT A.
Project Objective The main objective of the Project is to increase access to regional broadband networks and to advance the development of an Information Technology-Enabled Services (ITES) industry in St. Vincent and the Grenadines and in the Caribbean region.
It seeks to bridge the gaps in St. Vincent and the Grenadines’ broadband communications infrastructure, including leveraging the government’s communication infrastructure to connect and equip government offices in order to improve internal business processes, extend services to underserved communities, as well as increase access of citizens to information.

The Project constitutes the first phase of the regional CARCIP programme and will be implemented over a five-year period, commencing in 2012.

B.
B.

Project Beneficiaries The CARCIP project is expected to benefit the populace of St. Vincent and the Grenadines.

The primary target groups of the project are the ICT services consumers (business and residential), IT and IT Enabled Services providers and other knowledge-intensive businesses and employees, and e-government and m-government1 services users.
It is expected that: (a) ICT consumers in St. Vincent and the Grenadines will enjoy greater access to improved quality and lower prices of ICT services, including high speed internet access, (b) the number of IT/ITES and other knowledge-intensive businesses and employees will increase, and (c) the number of e- and m-government services will increase, contributing to the improved quality of public services.
C. Project Scope and Components The project consists of three components: 1 M-government refers to e-government services provided through mobile devices such as mobile phones.

CARCIP-SVG Project Implementation Manual Page 2 Component 1: Regional Connectivity Infrastructure 1.

2.

3.

4.

1.

2.
This component involves the carrying out of a programme of activities for technical assistance and capacity building of the relevant institutions for: (a) the design and implementation of Public Private Partnership including transactional advice and validation of design and costs for broadband infrastructure; and (b) strengthening the legal and regulatory environment to harmonize the same at the regional level, and to provide effective regulation for the benefit of end-users, including infrastructure sharing and open and non-discriminatory access to the IXP and network infrastructure.
(PPP) arrangements, Developing the St. Vincent and the Grenadines’ national and cross-border infrastructure, under PPP arrangements, required to roll-out submarine and terrestrial broadband backbone networks to reduce communications infrastructure gaps and cost, including the establishment of a high speed broadband backbone network to connect major populated areas to existing regional broadband networks, and to increase cross- border connectivity.
Establishing a government intranet (virtual private network) to facilitate connectivity for the Recipient’s public agencies.

Facilitating regional and local interconnection of internet traffic, including structuring of ownership and management of Internet Exchange Point (IXP) to reduce the cost of connectivity and increase the quality of service.

Component 2: ICT-led Innovation Developing ICT Centres of excellence to facilitate the growth of ICT-enabled industry in the Caribbean region.
Carrying out of a programme of activities: (a) for skills development and certification (Training Plan) for eligible public and private training institutions and private entities (Beneficiaries), through the provision of Training Grants; and (b) for capacity building and business incubation to support development of local ICT small and medium enterprises (SMEs) (Business Plans) to promote the creation of new ICT-enabled industry, through the provision of Business Incubation Grants to eligible local ICT SMEs (Beneficiaries).
Component 3: Implementation Support This component will strengthen the institutional capacity for the implementation, management, coordination, and monitoring and evaluation of the project.

This includes recruiting key PSIPMU staff within the Central Planning Division (CPD), and building the capacity for relevant key policy and regulatory institutions.
CARCIP-SVG Project Implementation Manual Page 3 D. Project Cost and Financing Plan The lending instrument for the regional programme is an Adaptable Program Loan (APL), which allows countries to join at different points in time, depending on interest and readiness.

Financing for the program is expected to include a combination of several sources of financing: World Bank lending, donor grant funding, government owned resources and substantial amounts of private sector investment.
The first phase program is estimated to cost US$25 million and is a combination of IDA credit - St. Lucia, St. Vincent and the Grenadines and Grenada, and grant-CTU (Table 1).
Table 1: Estimated Lending Envelope by Country, First Phase -1A (US$ million) Phase 1A Country IDA National Regional IDA Total IDA St. Vincent and the Grenadines Grenada St. Lucia Regional Grant (CTU) 2.4 2.5 2.9 3.6 7.5 3.1 3.0 6.0 10.0 6.0 3.0 Total Phase 1A Source: CARCIP PAD 7.8 17.2 25.0 A regional grant of $3.0 million has been allocated specifically to facilitate the implementation of CARCIP, to increase its coordination, harmonization of policies and strategies and transfer of knowledge between participating countries.
This will be executed by the CTU.

The World Bank financing for St. Vincent and the Grenadines will be on the basis of an IDA credit (40 year loan, with 10 years grace period, zero interest rate, 0.75% service charge).

The total amount of IDA resources is estimated at US$ 6.0 million.

The main project components and allocated costs are shown in Table 2 below.
CARCIP-SVG Project Implementation Manual Page 4 Table 2: Financing Plan by Project Components Description Estimated Cost in US$ Component 1: Regional Connectivity Infrastructure Validation/Design/tendering of Broadband Network Broadband Network Government Network (VPN) Support for Internet Exchange Point (IXP) TA legal and regulatory safeguards for open access Total Component 1 Component 2: ICT-led Innovation TA for Skills Assessment and Program development TA to Develop Grants Manual for Bus.
Incubation Business Incubation Grants and Training Grants Manager Business Incubation Grants Implementation and capacity building support for Centre of Excellence Equipment for Centre of Excellence Skills Development and Certification Total Component 2 200,000 2,430,000 600,000 20,000 200,000 3,450,000 100,000 50,000 100,000 1,050,000 150,000 50,000 500,000 2,000,000 Component 3: Implementation support - Incremental Operating Cost Project Coordinator Monitoring and Evaluation (M&E) Operating expenses (CPD/DTST) Audit Total Component 3 Grand Total Source: Procurement Plan at Negotiation 250,000 50,000 200,000 50,000 550,000 6,000,000 CARCIP-SVG Project Implementation Manual Page 5 E. Expected Outcomes The result and monitoring framework summarises the key results and expected outcomes from the CARCIP project (Annex 8).
At the project development objective national level, there are four (4) indicators of measurement while at the intermediate level, there are three (3) indicators at Component 1 and four (4) indicators at Component 2 (see Table 3 below).

increase access Table 3: Expected Outcomes Project Development Objective To regional broadband networks and advance the ICT-enabled development of services industry in St. Vincent and the Grenadines and across the Caribbean Region.
an to Intermediate Results Retail price of internet services reduced.

Outcome Indicators • Number of Internet Users per 100 people At closing of Project • 48 • IT/ITES employment • 3,000 • Businesses receiving Support through the project • 30 • Direct project • 5,000 (50%) beneficiaries, (of which are female) • Retail price of internet services reduced • US$20.0 Mpbs Kilometers of fiber deployed in St.Vincent and the Grenadines.
• Fiber deployed under the project • 70 kilometers Fixed internet subscribers increased.

• Number of internet subscribers increased • Increased from 10.8 % to 15 % Number of persons trained in IT/ITES skills • Persons trained in IT/ITES skills Persons certified after the training.

• Persons certified after training.

• 7,000 • 1,100 Persons trained under the project in gainful ICT employment.

• Persons trained find gainful employment • 640 Occupancy rate of business incubation facilities increased.
• Occupancy rate of business incubation facilities • increased from 20 % to 80 % CARCIP-SVG Project Implementation Manual Page 6 F. Project Conditions Effectiveness Conditions Conditions of Effectiveness consist of the following: I. II.

III.

A Legal Opinion of the Financing Agreement from the Attorney General’s office Adoption of a Project Implementation Manual, in form and substance satisfactory to the Association.
Appointment of a Project coordinator in accordance with Section III of Schedule 2 to the Financing Agreement.

IV.

Establishment of the Project Steering Committee, in form and substance satisfactory to the Association.

V. A signed Technical Agreement between the Government of St.Vincent and the Grenadines and the CTU in form and substance satisfactory to the Association.

Dated Covenants I. II.

The Effectiveness deadline is ninety (90) days after the date of the Financing Agreement (June 26, 2012), i.e.
September 24, 20122 but in no case later than eighteen (18) months after the Association's approval of the Credit, which shall expire on November 22, 2013.

Appoint an external auditor for the Project, in accordance with the provisions of Section III.C of the Financing Agreement no later than six (6) months after the Effective Date.

Financial Covenants I. II.


Prepare and furnish to the Association interim unaudited financial reports for the Project covering the quarter, not later than forty-five (45) days after the end of each calendar quarter in form and substance satisfactory to the Association.

Audited Financial Statements for each fiscal year shall be furnished to the Association not later than four (4) months after the end of such period.
Covenants Applicable to Project Implementation 2 Effectiveness deadline was extended until December 24, 2012 on September 18, 2012 CARCIP-SVG Project Implementation Manual Page 7 I. II.

III.

IV.

Ensure participation and adequate representation to the Regional Steering Committee.
Appoint and maintain, at all times during the implementation of the Project, a firm or an individual to serve as the Business Incubation Grants and Training Grants Manager, with terms of reference and functions satisfactory to the Association Adopt a Business Incubation and Training Grants Manual in a manner acceptable to the Association.
A Business or Training Plan shall be carried out pursuant to a Business Incubation Grant Agreement, or a Training Grant Agreement, to be concluded between the Business Incubation and Training Grants Manager, on behalf of the Recipient, and the respective Beneficiary, prior to commencement of any activity under such Business or Training Plan.
V. Project Reports of implementation shall cover the period of six (6) calendar months, and shall be furnished to the Association not later than forty-five (45) days after the end of the period covered by such report.

CARCIP-SVG Project Implementation Manual Page 8 SECTION 3: INSTITUTIONAL ARRANGEMENTS FOR PROJECT MANAGEMENT The implementation of the CARCIP project will be coordinated at the regional and national levels.
At the regional level, CTU will be the primary coordinator, while, the PSIPMU in the CPD, will be the main coordinator at the national level with technical support from the Department of Telecommunications, Science and Technology (DTST) and Information Technology Services Division (ITSD) in the Office of the Prime Minister.

A.

Regional Level Figure 1: Regional Implementation Structure OECS Countries Regional Steering Committee T.A I.A.
Project Coordinator & Fiduciary Team (CTU) ECTEL 1.2 Regulatory Reforms (ECTEL) Component 1: Connectivity Program 1.3 Regional research & Education networks ) 1.1 National & Regional broadband and backbone (CTU & National PCUs) Collaboration with CTU i. IDA CKLN G.A I.A.

2.2 Regional RENs for IT Industry (CKLN) Component 2: ICT-Led Innovation 2.1 Regional IT Industry Development At the regional level, CTU will provide broad oversight over the CARCIP programme.
It would be the main focal point for the World Bank to obtain the current status of the implementation of each national program, including the collection of results data.

It will facilitate knowledge exchange, monitor program progress, and act as a central resource, in particular for the countries, which may have inadequate implementation capacity.
It will also coordinate CARCIP-SVG Project Implementation Manual Page 9 implementation of several activities with the Eastern Caribbean Telecommunications Authority (ECTEL)3 and Caribbean Knowledge and Learning Network (CKLN).

ii.

Technical Agreement To facilitate coordination with the Participating countries, CTU will enter into an agreement with each country in the implementation of the regional activities under the project and the programme.

iii.
iii.

Regional Steering Committee A regional steering committee will be established and maintained at all times during the implementation of the project.

It will be responsible for providing policy guidance to ensure prompt and efficient implementation, including inter alia: i. ii.

iii.

iv.

Reviewing progress made towards achieving the project’s objective.

Facilitating the coordination of project activities and making recommendations for removal of any obstacles to the implementation of the project.
Providing comments on reports and reviews under the project.

Providing a forum for the respective participating countries to exchange views on the related activities under the respective projects.

B.

National Level i.


Administrative Arrangements The key institutions responsible for project implementation are: a) Central Planning Division (CPD) in the Ministry of Finance and Economic Planning b) The Department of Telecommunications, Science and Technology (DTST) c) The National Telecommunications Regulatory Commission (NTRC) See Figure 2 below.
3 This was established in 2000 to promote market liberalization and competition in telecommunications sectors in five Eastern Caribbean states CARCIP-SVG Project Implementation Manual Page 10 Figure 2: National Organisational Structure World Bank/IDA Minister of Finance/Prime Minister Permanent Secretary – (DTST) Prime Minister’s Office Director of Planning – Central Planning Division Telecomm/ITSD Technical Team Project Coordinator Project Steering Committee PSIPMU Implementation Component 1: Connectivity Programme (DTST) Component 2: ICT Led Innovation (DTST) Component 3: Implementation Support (CPD) Government and Broadband Network (Telecom/ITSD) IXP (NTRC) Business Incubation Skills Development Institutional Strengthening & Capacity Building for project implementation.
Project Operations CARCIP-SVG Project Implementation Manual M&E Page 11 The implementation of each project component will be led by the respective Government agency where the greatest impact will be made.

Component 1: Connectivity- DTST/ITSD will provide support on the Government Network and the IXP subcomponent by the NTRC.

Component 2: ICT-Led Innovation- the Project will coordinate with DTST for the Business Incubation and Skills Development.
Component 3: Project implementation and support by CPD and DTST ii.

Public Sector Investment Management Unit (PSIPMU) To ensure national oversight of the resources and adequate coordination with the various initiatives at the national level, CPD will have responsibility for the overall coordination, implementation, fiduciary (i.e., procurement and financial management), environmental and social safeguards compliance and supervision of the project.
It will leverage the existing Public Sector Investment Management Unit (PSIPMU) for the day-to-day management which has dedicated Units with fiduciary and monitoring and evaluation responsibilities.

The PSIPMU Organizational Chart is depicted in Figure 3 below.
CARCIP-SVG Project Implementation Manual Page 12 Figure 3: PSIPMU Organisational Chart Director of Planning Head of PSIPMU Project Planning and Development Project Manager (Officer in charge) Economists (x3) Social Specialist (x1) Project Officer (x1) Monitoring and Evaluation Senior Projects Officer (Officer in charge) Project Officer II (x1) Project Officer (x1) Implementation Infrastructure Specialist (Officer in charge) Accountant/Financ ial Analyst (x2) Financial Specialist/ Project Officer II (x1) Procurement Officers (x2) Implementation Responsibilities: Procurement and Contract Management Procurement activities will be managed through the CPD.
All contracting activities including bidding, contractor/consultant selection, and execution supervision, will be managed through the CPD with the technical assistance of the participating agencies.

The participating agencies DTST and NTRC will provide technical and administrative support to all of the components of the project.

They will also provide support to the procurement activities including development of Terms of References (ToRs) and Technical Specifications.
CARCIP-SVG Project Implementation Manual Page 13 During the procurement process, the CPD will convene technical committees, led by the relevant line ministry’s focal point, as necessary for the design, evaluation and supervision of contracts to ensure the active participation of the beneficiary agency.

Financial Management All financial management activities will be managed by the CPD.

Using a sound financial management system, the CPD will provide accurate and timely reports to the Bank and GoSVG.
The Financial Management System (FMS) utilized will include records and accounts for the preparation of the financial statements in a format acceptable to the Bank and reflects the operations, sources of funds and expenditures related to the project.

Monitoring and Evaluation The CPD will be responsible for monitoring the progress on the project result indicators.
Using established institutional systems, coupled with project-specific mechanisms such as the establishment of a project steering committee, the CPD will track the progress of the project and provide reports to the GoSVG, the CTU and the Bank on a regular basis as part of the agreed reporting requirements.

CARCIP-SVG Project Implementation Manual Page 14 iii.
National Project Coordinator At the working level, CPD and DTST will hire a project coordinator who would be responsible for coordinating among all the national stakeholders; working in tandem with all of the implementing institutions including CTU; and other relevant ministries/departments and the private sector.

The Coordinator will be assigned to the DTST and will report directly to the Permanent Secretary of the DTST.

The Terms of Reference (ToR) for the Project Coordinator is in Annex 1. iv.
Business Incubation Grants and Training Grants Manager A business incubation grants and training grants manager (firm or individual) will be appointed and maintained during the implementation of the Project.

The manager report will report directly to the Project Coordinator and will be located at the DTST.
The responsibilities which would be in accordance with the provisions and procedures set forth in a Business Incubation and Training Grants Manual4 include: (i) (ii) Appraising all proposed Business or Training Plans; Approving business incubation grants or training grants, subject to the Project coordinator’s ‘no-objection', which fall below the threshold for approval by the Project coordinator, or recommending for approval by the Project Coordinator or the Project Steering Committee, as the case may be, which exceed the thresholds for approval by the Project coordinator; and (iii) Disbursing, administering, monitoring and reporting to the Project Steering Committee on all approved Business Incubation Grants or Training Grants, v. Office of the Prime Minister The Department of Telecommunications, Science and Technology (DTST) and Information Technology Services Division (ITSD) in the Office of the Prime Minister are responsible for facilitating the development of Telecommunications, Science and Technology and to provide ICT best leadership for the most cost effective practices throughout the Public Sector of St. Vincent and the Grenadines.
They will provide technical support to the CPD and the Project Coordinator in the implementation of the project.

This support includes developing TORs, assisting in drafting procurement documents, reviewing consultancy reports and monitoring the progress of project components.

The Senior Economist in DTST will work closely with the Project Coordinator to ensure proper coordination and effective support in implementation.
implementation and utilization of 4 The Business Incubation and Training Grants Manual will be a separate document developed by the Business Incubation and Training Grants Manager.

It will serve as the guide towards the implementation of component 2-ICT-led Innovation of the project.

CARCIP-SVG Project Implementation Manual Page 15 vi.
National Telecommunications Regulatory Commission (NTRC) The National Regulatory Telecommunications Commission (NTRC) of Saint Vincent and the Grenadines has been established to: • Coordinate an effective telecommunications regulatory regime; • Promote open competition in telecommunications; • Harmonize policies on a regional level for telecommunications; and • Provide for a universal service, fair pricing and the use of cost-based pricing methods by telecommunications providers.
The NTRC will assist the CPD and the project coordinator in the implementation of the IXP subcomponent under Component 1 of the project and monitor several of the indicators in the result framework and monitoring, and collect the relevant data.

The Director of NTRC will be the main focal point to liaise directly with the project Coordinator.

International Development Association/ World Bank vii.
The World Bank’s responsibilities include: 1) Financing all components of the project 2) Monitoring the use of funds and ensure that the project is implemented in accordance with provisions of the FA and the PAD and meet the Project’s Development Objective.

3) Conducting review missions to the field to examine the physical progress including the quality of delivery and the proper accountability of project resources.
4) Ensuring that IDA procurement and selection of consultant guidelines, disbursement procedures and other covenants are complied with.

5) Monitoring the progress and performance of the project as a whole.

6) Reviewing procurement documents and issuing ‘no-objections’ as appropriate.

National Project Steering Committee viii.


A Project Steering Committee will be established with the responsibility of providing policy guidance and ensuring prompt and efficient implementation of the Project, including, inter alia: • Reviewing progress made towards achieving the Project’s development objective.

• Facilitating the coordination of Project activities, and making recommendations for removal of any obstacles to the implementation of the Project.
• Providing comments on reports and reviews prepared by the PSIPMU under the Project.

CARCIP-SVG Project Implementation Manual Page 16 The Terms of Reference for the Steering Committee are outlined in Annex 2.
The committee will comprise of the following representatives: • Director of Planning (Chair) • Permanent Secretary, Telecommunications, Science and Technology • CARCIP Project Coordinator • Director of Information Technology Services Division (ITSD) • Senior Economist, Department of Telecommunications • General Manager of National Centre for Technological Innovation (NCTI) • General Manager, Centre for Enterprise and Development (CED) • Private sector representatives (2): the Chamber of Industry and Commerce and the other to be named.
C. Business Plans and Training Plans i.

Eligibility Criteria for Business Plans and Training Plans Business Plan or Training Plan shall be eligible for financing under a Business Incubation grant or a Training Grant once it satisfies the eligibility criteria specified below (more details will be in the Business Incubation and Training Grants Manual to be prepared separately by the Business Incubator and Training Grant Fund Manager): a.
The proposed Business or Training Plan shall fall within the areas described under Component 2 of the Project, and shall exclude any activities and expenditures specified as ineligible in the Business Incubation and Training Grants Manual; b.
The proposed Business or Training Plan shall be initiated by a Beneficiary which has the capacity to enter into a binding contract under the laws of the Recipient, and which has met the other eligibility criteria specified or referred to in the Business Incubation and Training Grants Manual, including the Beneficiary's agreement and ability to provide a minimum contribution in cash or in-kind, as specified in the Business Incubation and Training Grants Manual; c. The Beneficiary has adequate technical, financial management and procurement capacity to implement the proposed Business or Training Plan in compliance with the guidelines set forth in the Business Incubation and Training Grants Manual; and d. The Beneficiary shall be eligible to receive a subsequent Business Incubation Grant or Training Grant if it has completed the preceding Business or Training Plan to the satisfaction of the Project Steering Committee, in accordance with the terms of the Business Incubation Grant Agreement, or Training Grant Agreement.
CARCIP-SVG Project Implementation Manual Page 17 ii.
Approval of Business or Training Plans A Business Incubation and Training Grants Manager will be appointed who will carry out an appraisal of the compatibility of each proposed Business or Training Plan in accordance with the eligibility criteria and the technical, financial and procurement guidelines and procedures set forth in the Business Incubation and Training Grants Manual and, based on such appraisal will: (a) Review and approve the Business or Training Plan whose investment cost falls below the threshold specified in the Business Incubation and Training Grants Manual; (b) Recommend for approval by the Project Coordinator and the Project Steering Committee, as the case may be, the Business or Training Plan whose investment cost falls above the threshold specified in the Business Incubation and Training Grants Manual; (c) Without limitation to the foregoing, obtain the Association's no-objection through the Project Coordinator prior to approving Business or Training Plans whose investment cost exceeds the threshold specified for that purpose in the Business Incubation and Training Grants Manual.
The process of approval is represented in the Business Incubation and Training Delivery Chart (Figure 4).

In scenario 1 of the chart, if the investment cost (A) is less than B (a threshold amount to be determined) then the Business Incubation and Training Grants Manager seeks the “no- objection from the Project Coordinator.

Once that is received, the Manager then approves the Business or Training Plan.
In Scenario 2: if the investment cost (A) is greater than B (a threshold amount to be determined) but less than C (threshold amount to be determined) then the Business Incubation and Training Grants Manager obtains approval from the Project Coordinator.

In Scenario 3: if the investment cost (A) is greater than or equal to C then the Business Incubation and Training Grants Manager obtains approval from the Project Steering Committee.
CARCIP-SVG Project Implementation Manual Page 18 Figure 4: Business Incubation and Training Delivery Chart Business Incubation and Training Grants Manager Receives Proposed Business or Training Plans Appraises Business or Training Plans Threshold (1) Is Investment Cost (A) < B?

NO Threshold (2) Is Investment Cost?

(A) > B < C?


NO YES YES Obtains Project Coordinator's “no- objection” for Approval Obtains Project Coordinator's Approval Business Incubation and Training Grants Manager Approves Plans Project Coordinator's Approves Plans Threshold (3) Is Investment Cost (A) ≥ C?
YES Project Coordinator seeks Steering Committee's Approval Steering Committee Approves Plan Terms and Conditions of Business Incubation Grants or Training Grants A Business or Training Plan shall be carried out pursuant to a Business Incubation Grant Agreement, or a Training Grant Agreement, to be concluded between the Business Incubation and Training Grants Manager, on behalf of the Recipient, and the respective Beneficiary, prior to commencement of any activity under such Business or Training Plan, all under terms and CARCIP-SVG Project Implementation Manual Page 19 conditions described or referred to in more detail in the Business Incubation and Training Grants Manual and satisfactory to the Association, which, inter alia, shall include the following: (a) The description of the activities to be implemented, including the outputs and performance targets to be achieved, and the arrangements for monitoring, evaluating and reporting on the implementation of the Business or Training Plan; (b) The obligation of the respective Beneficiary to contribute, in cash and/or in-kind, a minimum percentage of the projected Business or Training Plan cost as specified in the Business Incubation and Training Grants Manual; (c) The modalities of transfer of funds by the Business Incubation and Training Grants Manager to the respective Beneficiary for the financing of the Business or Training Plan; (d) The obligation of the respective Beneficiary to: (i) carry out the Business or Training Plan with due diligence and efficiency and in accordance with sound technical, engineering, environmental, financial, and managerial practices, and in accordance with the provisions of the Anti-corruption Guidelines and the pertinent provisions of this Agreement; and (ii) maintain adequate records to reflect, in accordance with sound accounting practices, the operations, resources and expenditures relating to the Business or Training Plan; (e) The requirement that the goods and consultants' services to be financed from the proceeds of the Business Incubation Grant or Training Grant shall be procured in economy.
accordance procedures efficiency ensuring with and CARCIP-SVG Project Implementation Manual Page 20 SECTION 4: Procurement procedures A.
Legal Framework Procurement for the CARCIP Project will be carried out in accordance with the World Bank’s "Guidelines: Procurement of Goods, Works, and Non-Consulting Services under IBRD Loans and IDA Credits" dated January 2011; and "Guidelines: Selection and Employment of Consultants under IBRD Loans and IDA Credits and Grants by World Bank Borrowers" dated January 2011, and the IDA Anticorruption Guidelines dated July 1, 2005 and as amended through October 15, 2006; and the provisions stipulated in the Legal Agreement.
The various items under different expenditure categories are described in general below.

For each contract to be financed by the Loan, the different procurement methods or consultant selection methods, the need for pre-qualification, estimated costs, prior review requirements, and time frame are agreed between the Borrower and the Bank in the Procurement Plan.
The Procurement Plan will be updated at least annually or as required to reflect the actual project implementation needs and improvements in institutional capacity.

B.

Institutional Structures for Procurement: The key institutions responsible for procurement are the following: • CPD/PSIPMU • Central Supplies Tenders’ Board whose approval is required for contracts of EC$20,000 or more.
• The World Bank will be responsible for the post and prior review of the contract in accordance to thresholds stipulated in the Procurement Plan The PSIPMU is staffed with two procurement officers who are trained in the procurement of World Bank funded projects and have the responsibility to coordinate all procurement including bidding, activities of contractor/consultant selection, and execution supervision, will be managed through the CPD/PSIPMU with the technical assistance from the participating agencies (DTST, ITSD and NTRC).
the CARCIP project.

All contracting activities CARCIP-SVG Project Implementation Manual Page 21 The staff shall keep records of the procurement process and documentation and maintain a file system for future reference and for auditing purposes.

A separate file shall be opened for each approved procurement package and each file shall contain all relevant procurement documents.
C. Procurement Planning Procurement planning is a crucial tool for guiding and monitoring procurement, and is critical to project implementation.

A procurement plan needs to be prepared well ahead of time and to be consistent with the allocated annual budget.

The preparation of procurement plan starts from the Annual Work Plan & Budget (AWPB).
From this, all goods, works and services in the AWPB are identified, and transferred into the respective procurement plan formats to facilitate the planning for the procurement of goods, works and services.
Detailed procurement plans facilitate the identification and planning of the contracts for goods, works and services activities to be procured; recognizing the following; i) ii) iii) iv) The types and the estimated costs of each package, to be carried out for works, goods and services; The methods of procurement, e.g.

ICB, NCB, shopping, and selection methods to be followed (e.g.

QCBS, QBS, FBS, LCS, and selection of individual consultants (IC) and single source etc.
); The dates for completing key processing steps, taking into account the amount of time required to carry out each and the entire process from preparation of schedule of requirements to final delivery; and Other key processing steps.

For each activity defined in a column, the Plan should have both planned and actual rows to enable actual progress to be monitored against planned targets.
The preparation of a procurement plan should take into account the budget cycle, ability of the stakeholders involved in the process, the human skills available, administrative procedures and required approvals e.g.

clearance with an entity committee or obtaining a World Bank’s 'no-objection’.

The CPD has developed a procurement plan for the first eighteen months of project implementation.
The procurement plan will be updated in agreement with the Bank, or as required, to reflect actual project implementation needs.

The procurement plan is provided in Annex 3.

Formats for detailed planning for procurement of goods, and selection of consultants are provided in Annexes 4 and 5 respectively.

The plans are to be prepared on a rolling basis, and updated whenever a specific activity has actually taken place with a known date.
Expected dates for future activities will be adjusted following the insertion of actual dates of antecedent CARCIP-SVG Project Implementation Manual Page 22 activities.

The actual dates are to be compared with the target dates.

The plans are to be developed using a suitable spreadsheet programme, e.g.

excel to facilitate updating.

Review by the Association of Procurement Decisions The Procurement Plan shall set forth those contracts which shall be subject to the Association’s Prior Review.
All other contracts shall be subject to post review by the Association.

The procurement plan will be subject to updates biannually and if necessary, more frequently, and such updates would be subject to IDA’s review and agreement.

World Bank Procurement Supervision In addition to the prior review supervision to be carried out by the Bank, at least one post- review mission per year will be conducted, when not less than 1 in 10 contracts should be reviewed.
D. General Guidelines The general objective is to achieve effective and efficient planning and implementation of procurement following the prescribed Procurement Guidelines by the World Bank and the Government, taking the following into consideration: • Economy • Efficiency • Fairness • Reliability • Transparency, and • Timeliness Procurement of Goods: Goods procured under the project would include: (i) ICT hardware and software; (ii) office equipment; and (iii) office furniture through shopping.
For goods or supply and Installation contracts to be procured using International Competitive Bidding (ICB) procedures, the relevant Standard Bidding Documents (SBDs) shall be used.

While, national bidding documents agreed and approved by the Bank may be utilized for National Competitive Bidding (NCB) procedures.

Shopping for goods under the specific threshold (Table 3) will be carried out by comparing price quotations obtained from at least three suppliers.
Procurement of Works: - Minor works, including refurbishing of the existing offices /building to accommodate ICT equipment and any small ancillary mechanical, electrical or air CARCIP-SVG Project Implementation Manual Page 23 conditioning installation.

The procurement will be carried out through minor civil works (Shopping) by comparing at least three quotations.
Non-consulting Services- Training will be conducted in accordance with a training programme that will be submitted to the Bank for its agreement before implementation Consultants’ Services- All consultants’ services required for the Project and to be financed out of the proceeds of the Financing shall be procured in accordance with the requirements set forth or referred to in Sections I and IV of the Consultant Guidelines.
Thresholds: Thresholds for the use of the procurement methods specified in the project procurement plan are identified in the table 3 below, which also establishes the thresholds for prior review.

The agreed procurement plan will determine which contracts will be subject to prior review by the Bank.
Table 3: Standard Thresholds for Procurement Methods and Prior Review Expenditure Category Contract Value (Threshold) Procurement Method US $ thousands >3.0 250-3.0 <250 >250 50-250 Contracts Subject to Prior Review / Estimated Total Value Subject to Prior Review All First contract of each year First contract ICB NCB Shopping ICB NCB All First contract of each year <50 Shopping Pursuant Consultant Guidelines to 3.6 of the DC None All >200 <200 >50 <50 QCBS QCBS, QBS, FBS, LCS, CQ, SSS All First contract of each year and later TOR only Comparison of 3 CV All TOR only as specified in the PP.
1.

Works 2.

Goods 3.

Services -3.A Firms -3.D Individuals Source: FA CARCIP-SVG Project Implementation Manual Page 24 Note: QCBS = Quality and Cost Based Selection; QBS = Quality Based Selection; FBS = Fixed Budget Selection; LCS = Least-Cost Selection; CQS = Selection Based on Consultant Qualifications.

Details of the Procurement Arrangements Involving International Competition: Goods, Works, and Non Consulting Services.
Table 4 contains the list of contract packages to be procured following ICB and direct contracting and the list of consulting assignments with short- list of international firms: Table 4: Procurement Arrangement Contract (Description) Estimated Cost (USD) Procurement Method Review by Bank (prior/post) Expected Bid Opening Date Goods, Works, and Non Consulting Services: Broadband Network 2,430,000 ICB Prior 03/30/2014 200,000 QCBS Prior 06/25/2012 200,000 QCBS Prior 10/30/2012 Consulting Services: Design of broadband infrastructure TA legal and regulatory safeguards for open access Source: FA General Procurement Notice A General Procurement Notice (GPN) will be published in the United Nations Development Business (UNDB) and a national newspaper of broad circulation.
The GPN gives a description of the goods, works and consulting services contracts to be procured under the project and invites all potential suppliers, contractors and consultants to express interest and request additional information from the implementing agency.
The following will be published in UNDB CARCIP-SVG Project Implementation Manual Page 25 (online), and a national newspaper of broad circulation as the corresponding bid documents become available: (i) Specific Procurement Notices (SPNs) for International Competitive Bidding (ICB) procurement packages; and (ii) Expression of Interest (EoI) for consulting assignments estimated to cost more than US$ 200,000 equivalent per contract.
In addition, the Procurement Plan (including all formal updates), SPNs and EoIs for all contracts as well as the results of contract awards will be published on the external website of UNDB online and in dgMarket.

E. Methods of Procurement a.


Procurement of Goods, Works and Non- consulting Services: International Competitive Bidding- except as otherwise provided in paragraph 2 below, goods, works and non-consulting services shall be procured under contracts awarded on the basis of International Competitive Bidding.
Other Methods of Procurement of Goods, Works and Non-Consulting Services-the following methods, other than International Competitive Bidding may be used for procurement: (a) National Competitive Bidding; (b) Shopping; (c) Direct Contracting; (d) Public Private Partnership Arrangements I.
International Competitive Bidding (ICB) The objective of the International Competitive Bidding (ICB) procedure is to provide all eligible prospective bidders with timely and adequate notification of the requirements and an equal opportunity to bid for the required goods, works and non-consulting services.

Under the project, the ICB method is applicable for goods contracts estimated to cost more than $250,000 and works contracts estimated at US$3.0 million or more.
These contracts shall be subject to prior review.

National firms are also encouraged to bid for ICB contracts.

Bids shall be invited on the basis of adequately prepared bidding documents based on the Bank’s Standard Bidding Documents.

The bidding period for ICBs shall not be less than six weeks from the date of advertisement.

The advertisement shall also be placed in a national newspaper of wide circulation.

Bidders are allowed to quote and sign contracts in national as well as foreign currencies.
Full details of the ICB procedures are described in the Guidelines.

Through the Bank's procedures will be used, internal clearance will be sought as stipulated by the PPA, including the Central Supplies Tender Board for, before seeking the Bank's "no-objection."

CARCIP-SVG Project Implementation Manual Page 26 II.

National Competitive Bidding (NCB) The National Competitive Bidding procedure shall be used where the contract is estimated to cost $50,000 up to $250,000 for goods.
All contracts over $150,000 shall be subject to prior review.
The steps for conducting NCB are as follows: • Advertisements are published locally using local procedures that must be acceptable to the Bank; • Procedures must be reasonable, provide adequate competition, assure contract award to the lowest evaluated bidder, and not exclude foreign bidders; • Advertising is limited to national newspapers with wide circulation; • Currency of bid and payment is normally in local currency; • The bidding documents and bids may also be submitted in local language, if appropriate arrangements have been put in place; • This method is appropriate when - Foreign bidders are not likely to be interested; however, if foreign firms wish to participate in the bidding process, they should be allowed to do so.
- Contracts are small as identified above; - Goods and works are dispersed physically or over time; and when - ICB is too expensive The bidding period shall not be less than four weeks from the date of advertisement.

Domestic preference shall not be used in the evaluation of NCB bids.

III.

National and International Shopping Shopping shall be used for procuring goods of standard specifications that are small in value where the contract is estimated to cost less than $50,000 for goods.
It is based on comparing price quotations obtained from several suppliers (in the case of goods), from several contractors (in the case of civil works), or service providers in the case of non-consulting services) with a minimum of three quotations to assure competitive prices.

Bidders must be given adequate time to respond.


Invitation for quotations shall be in writing and will have the description and quantity of the goods as well as the required delivery time and place of delivery, and must include the date, time and place of submission of quotations.

Quotations CARCIP-SVG Project Implementation Manual Page 27 shall be in writing and shall be opened at the time indicated in the letter of invitation.

Quotations may be submitted by fax or email if so specified.
Shopping is subject to the Public Procurement Act and the Bank’s subsequent post review.

IV.

Direct Contracting (Sole Sourcing) This is procurement effected by placing direct orders (single sourcing) and is not encouraged; for this reason, it is subject to the Bank's prior review and "no-objection".
However, where it becomes necessary to use the method, it shall be restricted to and reserved for: (i) (ii) (iii) Procurement of items, which are proprietary in nature; Urgently required items; Repeat orders to meet additional requirements of the same product or for essential spares from the supplier of an earlier procured equipment, provided there is no upward revision in the price of the item or a change in specification; (iv) Extension of works contracts where this is deemed the most economic procedure; (v) Exceptional cases, such as in response to natural disasters, and where; and (vi) Competitive bidding procedures failed to produce a satisfactory contract.
V. Public Private Partnership Arrangements (PPP) Where the procurement method under Public Private Partnership Arrangements (PPP) arrangements such as a BOO/BOT/BOOT 5 concessions or similar type of private sector arrangement, either of the following procurement procedures shall be used, and further elaborated in the Procurement Plan approved by the Bank: (a) The concessionaire or entrepreneur under a BOO/BOT/BOOT or similar type of contract shall be selected by the Borrower under open competitive bidding procedures determined acceptable by the Bank, which may include several stages in order to arrive at the optimal combination of evaluation criteria, such as the cost and magnitude of the financing offered, the performance specifications of the facility offered, the cost charged to the end user, other 5 BOO: Build, Own, Operate; BOT: Build, Operate, Transfer; BOOT: Build, Own, Operate, Transfer.
CARCIP-SVG Project Implementation Manual Page 28 income generated for the concessionaire or entrepreneur by the facility, and the period of the facility’s depreciation.

The said concessionaire or entrepreneur selected in this manner shall then be free to procure the goods, works, and consulting and non-consulting services required for the facility from eligible sources, using its own procedures.
In this case, the Project Appraisal Document (PAD) and the Loan Agreement shall specify the types of expenditures to be incurred by the said concessionaire or entrepreneur towards which Bank financing will apply.
(b) If the said concessionaire or entrepreneur has not been selected in the manner set forth in (a) above, the goods, works, or non-consulting services required for the facility and to be financed by the Bank shall be procured in accordance with ICB or Limited International Bidding (LIB) procedures for large value procurement.

b.
b.

Procurement of Consultant services Consultant services required under this project would support: (i) (ii) (iii) (iv) Bridging the remaining gap in the regional broadband communication infrastructure Creating an enabling environment that will leverage the regional broadband infrastructure to foster employment; Improvement of government and private sector efficiency and leveraging the regional broadband infrastructure; and Implementation support, development and associated training.
The first step in the selection of consultants is the preparation of TOR.

This should be prepared for each assignment regardless of size and selection method, and the scope of the services described shall be compatible with the available budget.

The TOR should be structured into the following sections: a.

Background b.
Objective c. Scope of the Services d. Training (if an important part of the services to be provided) e. Duration f. Deliverables g. Qualifications and Experience of key Staff h. Facilities, Data, Information to be provided by the Client CARCIP-SVG Project Implementation Manual Page 29 Particular Methods of Procurement of consulting Services Quality and Cost-based Selection (QCBS)- Except as otherwise provided in paragraph 2 below, consultants' services shall be procured under contracts awarded on the basis of Quality and Cost-based Selection.
Other procurement methods that can be applied include: I.

Quality - Based Selection (QBS); II.

III.

IV.

V. VI.

Selection based on Consultants’ Qualifications (CQS); Fixed Budget Selection (FBS); Least- Cost Selection (LCS) Single-source selection of consultants (SSS) Selection of Individual Consultants (IC).
Contracts estimated to cost US$ 200,000 or more should be advertised in: (i) Development Business (online version); (ii) in local media (one newspaper of national circulation or the official gazette); and (iii) an electronic portal of free access (CARICOM and/or OECS website) for expressions of interest.

A short list of six firms would be drawn from among the qualified interested parties.

Individual Consultants would be selected in accordance with Part V of the Consultant Guidelines.

I.
I.

Quality and Cost- Based Selection (QCBS) QCBS uses a competitive process among short-listed firms that takes into account the quality of the proposal and the cost of the services in the selection of the successful firm.
The selection process includes the following steps: a. b. c. d. e. f. g. h. i. j. k. l. Preparation of Terms of Reference (TOR); Preparation of cost estimate and the budget and short-listing criteria; Advertising for Expression of Interest (EOI); Preparation of the short list of consultants; Preparation an issuance of Request for Proposals (RFP) Receipt of proposals; Evaluation of technical proposals: consideration of quality; Public opening of the financial proposals; Evaluation of financial proposal; Final evaluation of quality and cost; Negotiations and submission of the combined technical and financial evaluation report, negotiation minutes and draft contract for No-Objection; Award of the contract to the selected firm.
CARCIP-SVG Project Implementation Manual Page 30 II.

Quality Based Selection (QBS) QBS is appropriate when the assignments are complex for which it is difficult to define precise TOR and may require the best experts.

The assignments can be carried out in substantially different ways.

Under QBS, the PSIPMU may request either the submission of the technical proposals only or request the submission of both technical and financial proposals, as in the two-envelope system.
If technical proposals alone were invited, the proposals will be evaluated using the same methodology as applied under QCBS.

After receiving IDA no- objection to the technical evaluation report, from the relevant PPA structure, i.e.

Entity Committee or the appropriate Review Board and/or the Bank as applicable, the consultant with the highest-ranked technical proposal will be invited to submit its detailed financial proposal.
Where the implementing agency requested the submission of both technical and financial proposals, the financial proposals would be kept safely until IDA’s no-objection to the technical evaluation is received.

Only the financial proposal of the successful consultant is opened; the others being returned unopened after negotiations with the successful firm are concluded.

The RFP generally provides the staff-months only as an estimate.
The staff effort indicated by the consultants may differ considerably from such estimate, depending on the particular methodology adopted by the consultant.

Since the TOR of assignments under QBS is generally less well-defined because of the complexity of the assignment, and the fact that some assignments can be executed in several ways, contract negotiations with the successful firm on both the technical and financial proposals can be lengthy and complicated, and would require the use of specialists.
III.

Fixed Budget Selection (FBS) Under the project the FBS selection method is used for assignments costing $100,000 and above and is subject to prior review.
The steps of the selection process are the same as steps (i) to (viii) for the QCBS, and flows as follows: a. b. c. d. e. Preparation of TOR; Preparation of cost estimate and the budget; Advertising for EOI; Preparation of the short list of consultants; Preparation of the Request for Proposals (RFP) indicating available budget; CARCIP-SVG Project Implementation Manual Page 31 f. g. h. i. j. k. l. Issue and Receipt of proposals; Evaluation of technical proposals, and identification of firms obtaining the set minimum qualifying mark and above for quality, i.e.
in the technical evaluation Clearance of the technical evaluation report with the Bank, if required.
Public opening of the financial proposals, during which the technical evaluation scores of the qualified firms are announced, followed by the reading-out of the financial proposals of the qualified firms, Rejection of proposals that exceed indicated budget Identification and selection of the firm that gained highest mark for quality, from among those who quoted within the indicated budget, Negotiations and submission of the combined technical and financial evaluation report, negotiation minutes and draft contract for "no-objection", from the relevant PPA structure, i.e.
Entity Tender Committee, Tender Review Board, and/or the Bank, depending on cost thresholds, and m. Award of the contract to the selected firm.

IV.

Selection Based on Least Cost (LCS) The steps for selection of consultants using the LCS method are as follows; a.

Preparation of TOR; b.


Preparation of cost estimate and the budget; c. Advertising for EOI; d. Preparation of the short list of consultants; e. Preparation of the Request for Proposals (RFP) indicating the use of the LCS method; Issue and Receipt of proposals; f. g. Evaluation of technical proposals, and identification of firms obtaining the set minimum qualifying mark and above for quality, i.e.
in the technical evaluation (This implies the rejection of firms that could not achieve the set minimum points) h. Clearance of the technical evaluation report with the Bank, if required.

CARCIP-SVG Project Implementation Manual Page 32 i.

Public opening of the financial proposals, during which the technical evaluation scores of the qualified firms are announced, followed by the reading-out of the financial proposals of the qualified firms, j.
Identification and selection of the firm that quoted the lowest price, from among those who achieved the minimum points and above.

k. Negotiations and submission of the combined technical and financial evaluation report, negotiation minutes and draft contract for "no-objection", from the relevant PPA structure, i.e.

Entity Tender Committee, Tender Review Board, and/or the Bank, depending on cost thresholds, and l. Award of the contract to the selected firm.
Under this method, a “minimum” qualifying mark for the “quality” is established, keeping in view that all proposals above the minimum compete only on “cost”.

The minimum qualifying mark, not less than 70%, shall be stated in the Bid Data Sheet of the Request for proposals (RFP).

V. Consultants Qualifications Selection (CQS) Under the project the CQS selection method is used for assignments costing less than $200,000 and is not subject to prior review.

The steps are as follows: a. b. c. d. e. f. g. h. i.
Prepare TOR; Prepare cost estimate and the budget; Advertise for EOI; Prepare the short list of firms; Select the firm with the most appropriate qualifications and references Request the selected firm to submit a combined technical and financial proposals; Negotiate the contract with the selected firm Clear with the Entity Tender Committee / Tender Review Board as required under the PPA and also with the Bank depending on cost thresholds.

Award contract to the selected firm.


CARCIP-SVG Project Implementation Manual Page 33 The CQS method aims at reducing the cost and time needed to hire a consultant.

This approach does not, however, disregard quality, since some very small assignments are very important and require consultants with the best possible qualifications.

VI.
VI.

Single Source Selection Of Consulting Firms (SSS) Single-source selection of consultants/firms does not provide the benefits of competition in regard to quality and cost; it lacks transparency in selection, and could encourage unacceptable practices.

Therefore, single-source selection shall be used only in exceptional cases.
The method may be appropriate only if it presents a clear advantage over competition: (a) for tasks that represent a natural continuation of previous work carried out by the firm, (b) in emergency cases, such as in response to disasters and for consulting services required during the period of time immediately following the emergency, (c) for very small assignments, or (d) when only one firm is qualified or has experience of exceptional worth for the assignment.
For these reasons, all Single-Source Selection services are subject to "no- objection" by the Public Procurement Board (PPB) and a concurrent one from the Bank VII.

Selection of Individual Consultants Individual consultants are selected on the basis of their qualifications for the assignment.

The steps are as follows; a. b. c. d. e. f. g. Prepare TOR; Prepare cost estimate and the budget; Advertising for EOI is not required; Client may, however, consider the advantage of advertising as an option.
Identify at least 3 (three) individual consultants who have expressed interest in the assignment or have been approached directly by the Client; The individual consultants do not need to submit proposals Compare the qualifications (CVs) of the identified individual consultants Select the best qualified individual consultant meeting the minimum relevant qualifications, and fully capable to carry out the assignment (i.e.

academic background, experience, knowledge of local conditions, etc.)
CARCIP-SVG Project Implementation Manual Page 34 h. i. j.

Negotiate the financial proposals and the contract.

Clear with the Entity Tender Committee / Tender Review Board as required under the PPA, and also with the Bank, depending on the cost threshold.

Award contract to the selected individual.

In addition to the procurement plan, an action plan for each package is a useful tool for monitoring implementation.
The action plan should be structured as showed in Table 5: Table 5 : Sample Action Plan ACTION RESPONSIBILITY TARGET DATE 1.

Prepare TORs For Consultancy Services 2.

World Bank Review 3.

Advertise for expression of interest 4.

Prepare shortlist 5.

Prepare RFP, including TORs and Shortlist 6.World Bank Review 7.

Invite proposals 8.

Receive proposals 9.

Evaluate Technical proposals 10.

World Bank Review of Technical proposal evaluation 11.
Open Financial proposals 12 WB review of final evaluation report 13.

Negotiate contract 14.

WB review of negotiated contract 15.

Sign contract 16.

Commence assignment 17 Complete assignment CARCIP-SVG Project Implementation Manual Page 35 SECTION 5: FINANCIAL PROCEDURES MANUAL A.
Legal Framework A financial management system will be maintained in accordance with the provisions of section 4.09 of the IDA’s General Conditions for credits and grants.6 It will be guided by the following: • The World Bank Financial Management Procedures • World Bank Disbursement Guidelines for projects • St.Vincent and the Grenadines Financial Regulations B.
Institutional Responsibilities The Central Planning Division (CPD) through the PSIPMU will be responsible for the financial management of the project.

The World Bank requires the establishment of a sound financial management system that will facilitate the production of accurate and timely reports to the Bank and GoSVG.
The Financial Management System (FMS) must include records and accounts for the preparation of the financial statements in a format acceptable to the Bank and reflects the operations, sources of funds and expenditures related to the project.

The PSIPMU is staffed with three project accountants/ financial specialists, who are experienced in working on other World Bank funded projects and conversant with the World Bank’s project financial management requirements.
C. Financial Management Procedures The Project financial management procedures are intended to merge elements of planning, budgeting, accounting, internal control, auditing, procurement, disbursement and the physical performance of the project with the aim of managing project resources properly and achieving the project’s development and ultimately the St. Vincent and the Grenadines developmental objectives.
reporting, financial This section details the financial management policies and procedures as well as the accounting procedures to be used in the implementation of the Project.

It incorporates all the covenants of the Agreements as well as those of the Government of St. Vincent and the Grenadines as specified in the Financial Regulations.
6 The General Conditions can be obtained at www.worldbank.org CARCIP-SVG Project Implementation Manual Page 36 Objectives of Project Financial Management Systems The financial management system is designed to accomplish the following objectives: (i) Outline and specify the accounting procedures to be used for the project, reflecting accountability and transparency; (ii) Ensure that the established procedures are adhered to in the disbursement of project funds; (iii) Ensure that all transactions are properly classified and accounted for; (iv) Ensure that reports required by the Bank and the GoSVG are prepared on a timely basis, in an efficient and effective manner; (v) Define the procedures for creating, maintaining and safeguarding records and ensure that records are preserved and classified for easy access; (vi) Allow for the efficient audit of the project financial statements; (vii) Ensure that all assets and liabilities are properly accounted for, with a detailed inventory of goods/equipment; and, (viii) Ensure that there are internal controls in place to foster the safeguarding of all assets.
D. Project Planning and Budgeting The overall objective of project planning is to complete the project on time and within budget and serves as a guide for the project’s management to set realistic goals for each year or each quarter of the project’s life cycle.

E. Accounting Procedures The project will utilise the double entry system of accounting on a cash basis in order to generate the necessary outputs from the system.
The Project would be utilising Peachtree Complete for all accounting transactions where possible and in addition would liaise with Government to ensure adequate recording of all transactions using existing government accounting procedures.

I.

Procedures for requesting payments from PSIPMU Suppliers who provide goods, works and services to the project must submit invoices to the Project Coordinator.
The Project Coordinator will ensure that the invoices are certified before forwarding to the Accountant/Financial Management Specialist for the processing of payment.

CARCIP-SVG Project Implementation Manual Page 37 II.

Internal Control Procedures of the PSIPMU The internal accounting controls are designed to prevent or detect errors or irregularities, which would have an impact on the financial statements.
The Peachtree Complete Accounting system that will be used is complemented by various excel spreadsheets for cash books and various ledgers.

In order to effect separation of duties at the PSIPMU it is recommended that there must always be two signatories to every transaction that takes place after having first been duly authorised by the Project Coordinator and could be any two (2) of the following authorised signatories: I. Decima Corea, Deputy Director of Planning II.
Ingrid Fitzpatrick, Accountant General III.

Lanceford Weekes, Permanent Secretary IV.

Marcelle Edwards-John, Senior Projects Officer III.

Authorisation of payment from local account A local project account has been set up at the Bank of St Vincent and the Grenadines (BoSVG) by the Accountant General in respect of the CARCIP-SVG Project and payments would only be effected from this account by the authorised signatories listed above.

IV.
IV.

Accounting procedures for payments Approval for all payments must be obtained from the relevant authority at the PSIPMU or Central Planning Division.

The expenditure must be checked against approved budgets to determine if sufficient funds are available to make the payment.
V. Filing and maintenance of financial records The following files should be maintained in order to provide easy access to supporting documentation by Project Officers, Auditors, World Bank personnel, Government Officials and other authorised persons.
(a) Project files for each line item of expenditure; (b) World Bank correspondence; (c) Government correspondence; (d) Financial reports and analyses such as transactions listings, general ledger listing, journal listings, trial balance and financial statements; (e) Invoices and other related documentation for the purchase of office furniture, computer and other equipment; CARCIP-SVG Project Implementation Manual Page 38 (f) Bank statements and monthly reconciliation for Special Account and Project Account.
All Debit and Credit Advices should be attached; (g) Audit reports; (h) Fixed Assets Register; (i) Payment files for contractors/suppliers/consultants; (j) Withdrawal applications and PMR Reports; and (k) Any other documentation as necessary.

All records would be stored in appropriate cabinets with access restricted to authorised personnel only.

VI.
VI.

Disbursement Arrangements Detailed description of the project’s disbursement arrangements in the Disbursement Letter (the Letter) prepared in conjunction with the Financing Agreement.

This Letter should be used as a principal reference point in case of questions/clarifications.

Information provided in this section is based on this Letter.
is provided The following Disbursement Methods may be used under the Financing: • Reimbursement • Direct Payment • • Advance Special Commitment Disbursements for the project will be made based on “Report-Based Disbursement” procedures - using Interim Financial Reports (IFR) - submitted to the Bank on a quarterly basis, within 45 days after the end of reporting period.
All letters of authorisation, cheques and payment vouchers would only be signed with appropriate supporting documentation (certified supplier invoices, purchase orders and requisition orders).

Payment Vouchers should be stamped, indicating the date paid and cheque number, then attached to the relevant supporting documentation.

In addition, after payment, all invoices must be stamped to ensure that payments are not duplicated.

This letter is signed by the Minister of Finance on his letterhead.
All original records of receipts and payments, including; invoices, cheques, debit advices, credit advices, and bank reconciliation statements are maintained and filed by the Accounts section.

Authorization letters and purchase orders must be properly filed.

CARCIP-SVG Project Implementation Manual Page 39 VII.

Disbursement Deadline Date The Disbursement Deadline Date is four months after the Closing Date specified in the Financing Agreement (February 1, 2017).
Any changes to this date will be notified by the Association.

VIII.

Authorised signatories An authorised signatory letter7 should be furnished to IDA providing the names(s) and specimen of the official(s) authorised to sign applications.

The authorised officials are: i. Decima Corea, Deputy Director of Planning ii.

Lanceford Weekes, Permanent Secretary iii.


Marcelle Edwards-John, Senior projects Officer Only one signatory is required for each application and the minimum value of applications is US$240,000 equivalent.

IX.

Withdrawal of Financing Proceeds Withdrawals from the World Bank of amounts to be deposited into the Special Account shall be made by Application for Withdrawal supported by the Statement of Expenditures, whenever applicable.
Payments to be processed by Direct Payment by the Bank must be done in accordance with the World Bank’s Disbursement Handbook8.

Upon approval of each application, the amount requested will be deposited into the Special Account in order to finance eligible expenditures (representing approximately six months of expenditures) following the date of the report provided.

The PSIPMU will control the Special Account and will be responsible for the requests for replenishment.
The Withdrawal Application Forms (sample forms in Annex 6 )must indicate the amount of funds required and the currency, usually US dollars, in which the funds are required Figure 4 below illustrates the flow of funds within the Project.

X.
X.

Electronic Delivery The Bank has authorised St.Vincent and the Grenadines to use electronic means to deliver Applications (with supporting documentation) to the Association thorough Client Connection, web-based portal and to receive secure identification devices ("Tokens") from the Association, in a manner and on terms and conditions specified by the Bank.
All authorised officials are 7 Application forms are available online from the Client Connection Web site at http://clientconnection.worldbank.org 8 The Disbursement Handbook is accessible at www.wordlbank.org.

CARCIP-SVG Project Implementation Manual Page 40 required to register as users of Client Connection and the applications will be done by completing Connection (https://clientconnection.worldbank.org).

However, the option of preparing and delivering Applications in paper form can be exercised.
2380, which accessible through Client Form is Figure 5: Flow of Funds Chart WORLD BANK Summary Sheets/ SOEs/Applications for Withdrawals US DOLLAR SPECIAL ACCOUNT CENTRAL PLANNING DIVISION Direct Payment EC$ PROJECT ACCOUNT VENDORS XI.
Chart of accounts A chart of accounts will be designed in accordance with the requirements of the project and would enable the following activities to be reported on: § Receipts of cash by source of funding § Cash disbursements by category, project component, sub-component and activity, type of expenditure.

§ Payments from Special Account and subsequent replenishment § Analysis of Variances CARCIP-SVG Project Implementation Manual Page 41 XII.
Basis for accounting and standards There are two (2) generally recognized accounting bases used by governments: cash and accrual.

These accounting bases determine whether, how, and when to record or recognize transactions/events.

The cash basis of accounting is normally acceptable for projects implemented by non-revenue earning entities.

The accrual basis is necessary where management of liabilities requires specific attention, and where full-cost information (as opposed to cash payments) is needed.
The project would use the cash basis of accounting, as it is non-revenue earning in nature.

XIII.

Procedures for recording funds received from the World Bank On receipt of funds from the World Bank into the Special Account, the commercial bank sends a credit advice to the CPD and also to the Accountant General’s Department.

The Financial Specialist will record the amount received in the project’s accounting system.
Cash receipts from the World Bank would be received in the US$ Designated Account (DA) number 9027 at the BoSVG and when the credit advice is received from BoSVG the funds received would be input on Peachtree.

Cash receipts from the US$ DA would be placed to project account number 135715 at BoSVG and when notified that funds have been lodged would be entered on Peachtree.

The US$ DA is a pooled US Dollar denominated bank account used to channel funds from the Bank to the Project.
This account will be operated in accordance with the procedures and guidelines set forth in the Bank’s Disbursement Handbook.

The initial deposit into the US Dollar DA will be US$200,000.

Funds from the US Dollar DA will be periodically transferred to a project account from which payments in local currency can be made.

XIV.
XIV.

Forms and other documentation used for financial activities In the course of operations a number of forms would be designed where necessary to facilitate the smooth running of the project, among these would be payment vouchers, disbursement letters or vouchers, purchase order forms, payroll sheets, inventory sheets etc.

XV.
XV.

Payment Procedures The Bank requires proceeds of the credit to be used economically, efficiently and only for the purposes for which the financing is provided as described in the Financing Agreements.

The Procurement Officers are responsible for vetting the Purchase Order and sends this on to the Financial Specialist who commits the funds.

CARCIP-SVG Project Implementation Manual Page 42 For the payment of eligible expenditures the following steps will be performed: 1.
Once the bill is received, it is date stamped.

2.

The Financial Specialist ascertains that the expenditure was properly verified by the Deputy Director of Planning or Procurement Officers.

The Financial Specialist then processes the payment.

3.

The Financial Specialist prepares the letter of payment, attaches supporting documents, including purchase order, copy of contract, vendor invoice and goods received note.

4.
4.

The letter of payment will be signed by any two of the following signatories: i. Decima Corea, Deputy Director of Planning ii.

Ingrid Fitzpatrick, Accountant General iii.

Lanceford Weekes, Permanent Secretary iv.

Marcelle Edwards-John, Senior Projects Officer The letter should give clear instructions to the Bank as to payee’s name, the account/s to be debited and the amount to be debited.

Bank payments can be made by way of 9telegraphic transfers, bank draft or direct transfer.
When a payment is made by way of telegraphic transfer, details such as the ones below should be clearly stated:- § § § § § Payee’s name Payee’s address Payee’s bank name Payee’s bank account number ABA/Routing Number The letter to be sent to the Bank, together with the attached invoice, should be sent for the first signature.

The letter is then sent for the second signature.
F. Eligible Expenditures The following Table 6 specifies the categories of Eligible Expenditures that may be financed out of the proceeds of the Financing (“Category”), the allocations of the amounts of the Credit to each Category, and the percentage of expenditures to be financed for Eligible Expenditures in each Category: 9 Telegraphic transfer can be used for making overseas payments; Bank draft is used for both local and overseas payments; § § § Direct transfer is used when making local payments.
CARCIP-SVG Project Implementation Manual Page 43 Table 6: Eligible Expenditure by Category Category Amount of the Credit Allocated (expressed in USD) Percentage of Expenditures to be Financed (inclusive of taxes) (1) Goods, works, non- consulting services, and consultants’ services for the Project (except Part B.210 of the Project) (2) Business Incubation Grants or Training Grants for goods and services for Business or Training Plans under Part B.2 of the Project (3) Refund of Preparation Advance TOTAL AMOUNT 3,369,231 100% 1,553,846 100% of the amount disbursed Amount payable pursuant to Section 2.07 of the General Conditions 1,076,923 6,000,000 Source: World Bank Disbursement Letter G. Journal Entries for Disbursement of Funds Project expenditures will be recorded at the time of their payment.
The project accountant will journalize project transactions on a daily basis.

The Project’s Financial Management Specialist11 should also ensure that all project expenditures are summarised and transferred to the Government’s system on a monthly basis.

H. Bank Reconciliation Statements Monthly bank reconciliations must be prepared on all bank accounts and signed by the Director of Planning or Deputy Director of Planning.
For the Designated Account, the Financial Management Specialist will reconcile disbursements received with the Disbursement Section of the World Bank on a monthly basis.
Bank reconciliation for the Designated Account must 10 Carrying out of a program of activities: (a) for skills development and certification (Training Plan) for eligible public and private training institutions and private entities (Beneficiaries), through the provision of Training Grants; and (b) for capacity building and business incubation to support development of local ICT small and medium enterprises (SMEs) (Business Plans) to promote the creation of new ICT-enabled industry, through the provision of Business Incubation Grants to eligible local ICT SMEs (Beneficiaries).
11 The Financial Specialist for this project is the Project Officer II in the implementation Unit of PSIPMU.

CARCIP-SVG Project Implementation Manual Page 44 also be submitted to the World Bank, together with a copy of the bank statement, when submitting a withdrawal application for replenishment of the Special Account, (see sample format of Bank Reconciliation Statement in Annex 7).

SECTION 6: PROJECT MONITORING AND EVALUATION A.


Institution for Monitoring The CPD is responsible to monitor and evaluate on an ongoing basis, in accordance with indicators acceptable to the Association, the progress of the Project and the achievement of its objectives.

The PSIPMU has a Monitoring Unit that is staffed with four (4) persons who are all trained in monitoring GoSVG's implementation of the Public Sector Investment programme (PSIP) that includes World Bank- funded projects.
The Unit is required to prepare periodic reports, integrating the results of such monitoring and evaluation activities and setting out measures recommended to ensure the continued efficient and effective execution of the Project to achieve the Project’s objectives.

B.

Monitoring System The CPD is responsible for monitoring of and reporting on performance indicators.

Progress on the indicators will be reported to the Bank semi-annually in the context of Bank supervision missions.
Monitoring of the project will be carried out on a continuous basis, from the commencement to the completion of the implementation.

This is essential in communicating the progress of the implementation and the adherence to the contract and requirements of the GoSVG and the Bank.

The CPD will rely on information from DTST, ITSD and NTRC focal points to inform sectoral results from project activities.
Information provided will include; physical quantities, expenditure and pertinent issues in the monthly report and meetings as arranged with the CPD.

Periodic site visits will be performed by the CPD or any official authorized by the GoSVG or the World Bank.

The project monitoring and evaluation system will have three levels: (1) at the CPD level, (2) at the line ministries level and (3) at the field level.
This monitoring and evaluation will be supplemented with consultant’s inputs and World Bank missions.

The regular reporting of these agencies and updating of implementation progress data drawn from the updates by the stakeholders in the project at difference levels/activities will assist the CPD in providing timely CARCIP-SVG Project Implementation Manual Page 45 interventions.
It will also help remove impediments in project implementation and build the capacity of stakeholders involved and benefiting from the project.

C. Monitoring Indicators Baseline data will be updated at the beginning of the project to facilitate the evaluation of the effectiveness of the project during implementation according to the established qualitative and quantitative result level indicators of the project.
A mapping exercise will also be prepared to track the impact of the specific interventions on respective indicators.

The results framework and monitoring is provided in Annex 8.

SECTION 7: REPORTING A.
Summary of Reports The summary of the reporting requirements under the CARCIP project is showed in Table 7 below: Table 7: Summary of Reports ITEM REPORT DUE DATE REPONSIBLE AGENCY REMARKS 1 Disbursement Plan Interim unaudited financial reports Initial Plan prior to project disbursement Not later than 45 days after the end of each calendar quarter Financial Specialist (FS) Financial Specialist (FS)/ Procurement Officer Cover life of project and updated periodically Cover per Quarter Annual financial statements End of each fiscal year FS/Auditor Annual report 2 3 CARCIP-SVG Project Implementation Manual Page 46 4 5 6 7 Audited Financial Statements Not later than four months after the end of period FS/Auditor cover one fiscal year Project Progress Report End of period Project Coordinator Project Report Project Completion Report Not later than 45 days after the end of period covered Not later than six months after the closing Date Project Coordinator/CPD Project Coordinator/CPD Cover per Quarter cover six calendar months Cover the entire life of project B.
Financial Reports Requirements The computerised accounting system that is currently used would be adequate for preparing timely financial reports for the project.

The system is designed in such a way to ensure that the procedures confirm to the following official Bank documents: 1.

The Disbursement Handbook 2.

The Financing Agreement 3.

The Procurement Guidelines and Handbooks for Consultants Services Goods (prepared by the World Bank) The CPD will ensure that information is timely and reliable.
Annual financial statements detailing the projects’ performance for each financial year will be prepared.

To monitor project implementation, interim statements and management reports will be prepared quarterly and yearly.

Financial Reports are to be provided to the following organisations: § World Bank (quarterly basis and annual) – 2 copies § Ministry of Finance and Economic Planning (quarterly) – 1 copy Several financial reports are required by the Bank at various time intervals.
These reports include the IFR, the audit report and bank reconciliation statements.

CARCIP-SVG Project Implementation Manual Page 47 I. Disbursement Plan A disbursement Plan for the life of the project would be developed in accordance with the procurement plan refers to in Section 4C above.

This Plan will be updated from time to time during the implementation period of the project.

II.
II.

Interim Financial Report (IFR) The interim unaudited financial reports cover a three-month period and are submitted no later than 45 days after the end of each calendar quarter.

The cash accounting model is being used for this project.

The financial management specialist is responsible for compiling the financial section of the report, while the procurement specialist is responsible for the procurement plan.
The IFRs will include a narrative outlining the major project achievements for the quarter, the project’s sources and uses of funds, and necessary procurement tables.

The standard reporting format is provided in Annex 9.

The IFR will be submitted in two parts, viz: Part 1 – The Financial Report which shall include the following sections: a.

Project Sources and Uses of Funds b.


Uses of Funds by Project Activity c. Project Cash Withdrawals (Disbursements) d. Special Account Statement e. Project Forecast Part 2 – Procurement Plan a.

List of contracts requiring prior approval b.

Contracts subject to post review.

Copies of the IFR must be submitted to the following officials/organisations: 1.

The World Bank (2 copies) - supported with a signed withdrawal application form.

2.
2.

CTU, which will be responsible for monitoring the overall project implementation progress 3.

Director General, Ministry of Finance and Economic Planning 4.

File copy within the CPD CARCIP-SVG Project Implementation Manual Page 48 III.

Annual Financial Reports The PSIPMU will prepare annual financial reports and made available to the auditors after the end of each fiscal year.
The financial statements will include the following: • Project’s sources and uses of funds • A detailed analysis of expenditures • A schedule of withdrawal applications presented during the year • A reconciliation of the Designated Account • The notes to the financial information • Management representation letter.
C. Audited Financial Statements Project financial statements will be audited annually in accordance with International Standards on Auditing issued by the International Organization of Supreme Audit Institutions (INTOSAI) and the World Bank’s guidelines on auditing.

Qualified independent audit firm acceptable to the World Bank will be hired to conduct project audits.
The auditors’ TOR will be prepared by the project and cleared by the World Bank before the engagement of the auditor (see sample of the Auditor’s TOR in Annex 10).

The Bank requires the GoSVG to submit annual audited financial statements, no later than four (4) months after the end of the fiscal year ending on December 31.

The audit will commence with the fiscal year in which the first withdrawal wad made under the Preparation Advance for the project.
The Audit Reports will be prepared in a format in accordance with International Standards on Auditing (ISA) and World Bank guidelines, and they will include: a) An opinion on the project financial statements, including Designated Account Reconciliation; b) Review of the internal control; c) Review of the project’s compliance with the terms of the financing agreement(s); d) A management letter.
CARCIP-SVG Project Implementation Manual Page 49 D. Bank Reconciliation Statements Monthly bank reconciliation statements of the two bank accounts must be prepared; one for the US Dollar Account to maintain the disbursement of funds by the World Bank Special Account, and one for the EC dollar Project Account.

Reconciliation Statements must be maintained for both bank accounts that serve to assist in monitoring disbursements against amounts allocated/budgeted.
The cash book, along with payment vouchers, credit advances and receipts will serve as control and will be able to identify cash movements.

Based on the level of activity, reconciliation statements must be printed monthly and filed.
Two copies of the Bank Reconciliation Statements are required: - Ministry of Finance and Economic Planning - one copy for CPD file E. Recording of Fixed Assets A fixed asset register will be maintained by the Financial Management Specialist to record details of items procured, and the locations of these assets, when goods are received.

Yearly inventory lists will be prepared by the receivers of fixed assets in accordance with GoSVG requirements.
At least one annual physical inspection will be undertaken by the CPD and DTST, preferably with the participation of the Auditing Department.

A copy of the Monthly Reconciliation report, the Peachtree report, and the Monthly Expenditures Report shall be submitted by the financial management specialist to the Ministry of Finance and Economic Planning for their records.
F. World Bank Financial Supervision Arrangements As part of its project supervision missions, the World Bank will conduct risk-based financial management supervisions, at appropriate intervals.
The supervision missions will pay particular attention to the following: (i) (ii) Project accounting and internal control systems; Budgeting and financial planning arrangements; CARCIP-SVG Project Implementation Manual Page 50 (iii) (iv) (v) (vi) Review of the Interim Financial Reports; Review of audit reports, including financial statements and remedial actions recommended in the auditor’s Management Letters; Disbursement management and financial flows, including counterpart funds, as applicable; and Any incidences of corrupt practices involving project resources G. Project Reports The Project Coordinator shall prepare and submit on a timely basis all relevant reports for the effective implementation of the project.
The Coordinator shall submit quarterly project progress reports report and reports covering the period of six (6) calendar months to the Association and to the CTU.

In addition, the Project Monitoring Unit (PMU) under the PSIPMU will monitor and evaluate the progress of the Project and prepare Project Reports in accordance with the provisions of Section 4.08 of the General Conditions and on the basis of the indicators acceptable to the Association.
Each Project Report shall form part of the Project Coordinator's report for the period of six (6) calendar months, and shall be furnished to the Association not later than forty-five (45) days after the end of the reporting period.
Project Report to the Association promptly upon its preparation, afford the Association a reasonable opportunity to exchange views with the Recipient and the Project Implementing Entity on such report, and thereafter implement such recommended measures, taking into account the Association’s views on the matter.
H. Project Completion Report The following is expected to be submitted not later than six months after the Closing Date, or such earlier date as may be specified for that purpose in the Financing Agreement: (i) A report, of such scope and in such detail as the Association shall reasonably request, on the execution of the Project, the performance by the Government, the Project Implementing Entity and the Association of their respective obligations under the Legal Agreements and the accomplishment of the purposes of the Financing; and (ii) A plan designed to ensure the sustainability of the Project’s achievements.
CARCIP-SVG Project Implementation Manual Page 51 Annexes Annex 1: TOR for Project Coordinator Terms of Reference For St. Vincent and the Grenadines Caribbean Regional Communications Infrastructure Program Project Coordinator SVG CARCIP – C – IC - 5 CARCIP-SVG Project Implementation Manual Page 52 Background St. Vincent and the Grenadines (SVG) is part of a Caribbean Regional Communications Infrastructure Project (CARCIP) which seeks to increase access and reduce the cost of Information Communication Technology (ICT) services in the region.
The project would also facilitate the development of a wide range of ICT applications that will allow for social and economic development within SVG and the region as a whole.

St. Vincent and the Grenadines’ main objective for CARCIP is to increase access to broadband networks and advance the development of an ICT – enabled services industry.
The Office of the Prime Minister/Telecommunications, Science and Technology is responsible for facilitating the development of Telecommunications, Science and Technology within St. Vincent and the Grenadines.

The Government has made great strides in developing the telecommunication infrastructure and making ICT more accessible in the public service.
There is an established communications backbone that is owned and controlled by the Government, which over time will significantly reduce Government’s financial outlay for communication and provide a more efficient and effective service to the various agencies of government and to the general public.

This is expected to be leveraged under CARCIP to provide a national broadband backbone for SVG.
CARCIP will be implemented under the aegis of the Public Sector Investment Program Management Unit (PSIPMU) in the Central Planning Division (CPD) of the Ministry of Finance and Economic Planning which will have responsibility for the overall coordination, implementation, and supervision of the project.

Technical and administrative support will be provided by the Department of Telecommunications, Science and Technology (DTST).
The PSIPMU and DTST seek to hire a Project Coordinator to oversee the implementation of SVG CARCIP and to coordinate among all the national stakeholders, working in tandem with the technical implementation team, the National Telecom Regulatory Commission (NTRC), National Centre of Technology Innovation Inc (NCTI), relevant Ministries and the Private sector.
The Project Coordinator will be assigned to the DTST and will be responsible for the management and implementation of the project and will report directly to the Permanent Secretary of the DTST.

The position is a contracted full-time staff position.

Work will be performed on site at the office of the DTST located in Kingstown St. Vincent.
The Project Coordinator will be accountable for ensuring that all project activities are conducted in accordance with the World Bank project guidelines and procedures agreed to between the World Bank and the Government of SVG in an efficient and accountable manner.

The Project Coordinator will work along with the PSIPMU implementation unit during the procurement and execution phases of the project.
CARCIP-SVG Project Implementation Manual Page 53 Detailed scope of work In general, the Project Coordinator shall: • Ensure the effective and flexible coordination, management, and implementation of the project; • Liaise effectively with selected SVG CARCIP focal points, including: CPD, National Centre for Technological Innovation (NCTI), National Telecommunications Regulatory Commission (NTRC), and the Centre for Enterprise Development and with all other public and private sector stakeholders involved in the implementation of the project • Report to the CARCIP Project Steering Committee; • Ensure that project beneficiaries are well informed; • In collaboration with relevant Ministries and departments (Telecommunications, Ministry of Finance and Economic Planning) ensure effective administration and financing of the project; • Ensure timely disbursements and efficient use of project funds; • Monitor and evaluate the project’s performance; • Supervise in collaboration with core Technical and Fiduciary Team, the preparation of the Project Implementation Manual; • Prepare and submit on a timely basis all relevant reports and other documentation for the effective implementation of the project.
More specifically, the Project Coordinator shall: • Ensure optimal cooperation of beneficiaries with regard to implementation of all components of the project.
• Ensure efficient, economic, and effective management of all aspects of the project including: § effective integration of project processes (plan, development and integration of various components of the project,) § scope definition (planning, definition and verification of various services under project) § planning (activity sequencing, duration estimation, and schedule development and management) § § cost and quality control (resource planning, cost estimating, budgeting and quality assurance and control) communications (ensure efficient distribution and administrative closure) communications planning, information CARCIP-SVG Project Implementation Manual Page 54 § risk management (risk monitoring and control) identification, analysis, response planning, and risk § procurement (with support of the Procurement and Financial Management Team selection, contract solicitation, source implement procurement planning, administration, and contract closeout) • With support from the Monitoring and Evaluation (M & E) personnel, ensure the efficient monitoring and evaluation (M & E) of the project in accordance with the pre-defined M & E indicators; and, • Prepare quarterly project progress reports for submission to the World Bank.
Qualification Requirements Prospective candidates should have a minimum of the following qualifications: • A Post Graduate degree in Project Management and/or Information Technology or any related discipline and a minimum of 10 years overall professional experience including at least 5 years experience in managing programs with Multilateral Development Banks (MDB’s) and international donors such as e.g.

The World Bank, Inter-American Development Bank, European Union etc.
Demonstrated experience with management of multidisciplinary programs particularly with a strong engineering component.

• Strong leadership capabilities and a demonstrated record of successful leadership of multi-disciplinary teams; • Appropriate involvement and/or experience in similar projects in developing countries including least developed countries is essential; • Good knowledge of business operations in SVG or similar environment.
To ensure impartiality, the project coordinator (including her or his home office, if any) must not in any way be affiliated with business entities that are currently providing or are seeking to provide goods or services to the project.

Time Schedule This contract will be for two years, renewable for another 2 years, subject to satisfactory performance reviews.

Remuneration Remuneration will be commensurate with qualifications and experience.
CARCIP-SVG Project Implementation Manual Page 55 Applications and curriculum vitae should be addressed and submitted to the Permanent Secretary at the address below no later than August 10th 2012: SVG CARSIP – C – IC - 5 The Permanent Secretary Department of Telecommunications, Science and Technology 3rd Floor, Clico Building Bay Street, Kingstown, St. Vincent Tel: 784-456-1223 office.telecom@mail.gov.vc Annex 2: Terms of Reference for Steering Committee St.Vincent and the Grenadines Caribbean Regional Communication Infrastructure Project (CARCIP) Steering Committee - Terms of Reference 1.0 Background The World Bank in support of the implementation of the CARIFORUM Regional ICT Strategy is working with the region to design a Caribbean Communications Infrastructure Program (CARCIP).
The lending instrument will be a Regional Horizontal Adaptable Program Loan (APL) which would allow countries the flexibility to join the program on a needs and readiness basis.

The first phase of the program includes Dominican Republic, St. Lucia, Grenada and St.Vincent and the Grenadines.

The main objective of the program is to increase access to broadband networks and advance the development of an ICT-enabled services industry in St. Vincent and the Grenadines and the Caribbean.
It includes three main components: Regional Connectivity Infrastructure includes Board band backbone network; ICT-led innovation; and project implementation support.
The proposed St.Vincent and the Grenadines CARCIP project is estimated to cost US$6 million and implemented over a five year period 2.0 Steering Committee Responsibilities 2.1 Responsibilities of Steering Committee Membership CARCIP-SVG Project Implementation Manual Page 56 • Provide policy guidance to ensure prompt and efficient implementation of the project.

• Understand the goals, objectives, and desired outcomes of the CARCIP project.

• Understand and represent the interests of project stakeholders.
• Take a genuine interest in the project’s outcomes and overall success.

• Ensure that the project is making prudent decisions especially in procurement and in responding to issues, risks and proposed project changes.

• Check that the project is aligned with the policies and strategy of the country.
• Facilitate the prompt and efficient coordination of Project activities among the MDAs and other beneficiaries involved in the implementation of the Project; • Provide strategic advice, reviewing progress made towards achieving the Project’s objectives, and make recommendations for removal of any obstacles to the implementation of the Project; • Receive and review status reports on implementation of project components; • Review, recommend and approve applications for training and business incubator grants that are above the threshold.
Committee Membership 3.0 The Steering Committee shall comprise of the following members: a.

Director of Planning (Chair) b.

Permanent Secretary with responsibility for Telecommunications, Science and Technology c. Director of Information Technology Services Division (ITSD) d. Senior Economist, Department of Telecommunications e. Director of National Centre for Technological Innovation (NCTI); f. Centre for Enterprise Development (CED); g. One representative from the private sector.
The Chair may invite other technical personnel to advice the Committee from time to time.

Convenor/Chairperson 4.0 Director of Planning shall convene the Steering Committee meetings.

In the event of absence from a meeting, the Director may assign the role of chairperson to another member of the Committee.

The Acting Chair is responsible for informing the Chair as to the salient points/decisions raised or agreed to at the meeting.
5.0 Frequency The Steering Committee shall meet every month or as determined by the Committee or Chairperson.

6.0 Venue Venue will be determined as per agenda CARCIP-SVG Project Implementation Manual Page 57 7.0 Quorum A minimum of four (4) members must be present.

8.0 Decision Making The Steering Committee will make decisions on the basis of (non-voting) consensus.

The Chair may request an individual vote on a specific matter.
9.0 Secretariat Function The project coordinator will work closely with the DTST in the Office of the Prime Minister to provide secretariat services for the Steering Committee by coordinating meetings, producing documentation and meeting Minutes, managing correspondence, information management/ dissemination and related tasks.

Minutes a.

The secretary to the Committee is responsible for maintaining a record of all proceedings.

b.
b.

Minutes taken of all meetings shall be distributed electronically to all Steering Committee members at least seven working days following each meeting.

c. By agreement of the Committee, out-of-session decisions will be deemed acceptable.

Where agreed, all out-of-session decisions shall be put before the next scheduled meeting and recorded in the minutes of that meeting.
d. The secretary of the Committee will submit to the Minister of Finance regular status report at the end of each steering committee meeting.

10.0 Agenda The Agendas for all meetings will be determined by the Chair and will generally be structured as follows: - 1.

Call to Order 2.

Opening Prayer 3.

Attendance (Members present and apologies); 4.

Confirmation of minutes; 5.

Matters arising out of Minutes 6.

Report from the Project Coordinator 7.

Decision/Discussion items 8.

*Other business; and 9.


Adjournment CARCIP-SVG Project Implementation Manual Page 58 The Steering Committee agenda, with attached meeting papers shall be distributed prior to the next scheduled meeting.
*Members may raise an item under “Other Business” if necessary and as time permit CARCIP-SVG Project Implementation Manual Page 59 Annex 3: Procurement Plan - 18 months Description Estimated Cost Packages /Lots Type Selection Method Prior/ Post review Component 1: Regional Connectivity Infrastructure CS QCBS Prior Validation/Design/Tendering of Broadband Network Broadband Network Government Network (VPN) Support for IXP TA Legal and Regulatory Safeguards for Open Access 200,000 2,430,000 600,000 20,000 200,000 1 1 1 1 1 Total Component 1 3,450,000 G G G ICB (PPP) ICB SHOPPING CS QCBS TA for Skills Assessment and Program development TA to Develop Grants Manual for Bus.
Incubation and Training Business Incubation Grants Business Incubation Grants and Training Grants Manager Component 2: ICT-Led Innovation 100,000 50,000 1,050,000 100,000 1 1 1 CS CS IC IC CS IC Prior Review Prior Review Post Review Prior Review Prior Review Prior Review Prior Review Document Submitted to the Bank EOI/SPN 04-1-12 12-1-13 04-15-12 01-15-13 5-1-12 05-15-12 01-15-13 8-10-12 08-15-12 26-12-12 07-01-13 10-10-13 10-15-13 05-30-14 04-1-12 04-10-12 CARCIP-SVG Project Implementation Manual Page 60 Description Estimated Cost Packages /Lots Type selection Method Prior/ Post review Document submitted to the Bank EOI/SPN Equipment for Centre of Excellence 50,000 Implementation and Capacity Building Support for the Centre of Excellence 150,000 Skills Development and Certification 500,000 1 1 1 G S Post Review 15-10-12 31-10-12 CS QCBS CS CS Prior Review Prior Review 15-10-12 12-1-12 01-15-13 Total Component 2 2,000,000 Component 3: Implementation Support - Incremental Operating Cost Project Coordinator M & E 250,000 50,000 Operating Expenses (PSIPMU/DTST) 200,000 Audit Total Component 3 Grand Total Source: CPD/Procurement Officer 50,000 550,000 6,000,000 1 1 2 1 CS CS IC IC Prior Review Prior Review CS/G IC/S Post Review CS LCS Post Review 04-04-2012 06-15-12 03-15-12 09-01-12 CARCIP-SVG Project Implementation Manual Page 61 Annex 4: Procurement Plan Format for Consultancy Services CARCIP Project IDA CREDIT NO.
5118-VC PROCUREMENT PLANNING FORMAT (Consultancy Services) Disbursement Category Selection Proposal Method* No.

Expression of Interest Request for Proposals (RFP) Proposal Process Dates Proposal Receipt Technical Proposal No.

Objection No.

Description Planned Actual Sent Planned Actual No Objection Planned Actual Issued Planned Actual Planned Actual Planned Actual Final Proposal Evaluation No.
Objection Planned Actual Contract No Objection Planned Actual Signature End Planned Actual Consultants’ Contract Name No.

Consultants’ Services 3 QCBS QBS CARCIP-SVG Project Implementation Manual Page 62 Annex 5: Procurement Plan Format for Goods CARCIP Project IDA CREDIT NO: 5118-VC FORMAT FOR PROCUREMENT PLAN (Goods) No.

Description Procurement Method Tender No.
Pre-qualification Documents Bid Documents Sent No Objection Sent No Objection Bid Package Available Planned Actual Planned Actual Planned Actual Planned Actual Planned Actual Contract No Objection Planned Actual Contract Contract Supplier / Bid Bid Contractor Planned Actual Name Signature Planned Actual Bid Open Planned Actual Bidding Process Plan CARCIP-SVG Project Implementation Manual Page 63 Annex 6: Sample Forms for Withdrawal of IDA Funds SAMPLE APPLCIATION FOR WITHDRAWAL.docx Annex 7: Sample Format: Designated Account Reconciliation Statement DESIGNATED ACCOUNT RECONCILIATION STATEMENT TRUST FUND NUMBER ______________ ACCOUNT NUMBER ______________ WITH (BANK) __________________________ 1.
2 TOTAL ADVANCED BY WORLD BANK (OR COFINANCIER) $ _______________________ LESS: TOTAL AMOUNT RECOVERED BY WORLD BANK - $ _______________________ 3.

EQUALS PRESENT OUTSTANDING AMOUNT ADVANCED TO THE DESIGNATED ACCOUNT (NUMBER 1 LESS NUMBER 2) = $ _______________________ =========================================================== 4.

BALANCE OF DESIGNATED ACCOUNT PER ATTACHED BANK STATEMENT AS OF DATE ______________________ $ _______________________ 5.

PLUS: TOTAL AMOUNT CLAIMED IN THIS APPLICATION NO.


_______________ + $ _______________________* 6.

PLUS: TOTAL AMOUNT WITHDRAWN AND NOT YET CLAIMED CARCIP-SVG Project Implementation Manual Page 64 REASON: ___________________________________ + $ _______________________* 7.

PLUS: AMOUNTS CLAIMED IN PREVIOUS APPLICATIONS NOT YET CREDITED AT DATE OF BANK STATEMENTS APPLICATION NO.
AMOUNT * _________________ _________________ _________________ _________________ SUBTOTAL OF PREVIOUS APPLICATIONS NOT YET CREDITED + $ _______________________ 8.

MINUS: INTEREST EARNED - $ _______________________* 9.

TOTAL ADVANCE ACCOUNTED FOR (NO.

4 THROUGH NO.

9) = $ _______________________ 10.


EXPLANATION OF ANY DIFFERENCE BETWEEN THE TOTALS APPEARING ON LINES 3 AND 9: ______________________________________________________________________________________ ______________________________________________________________________________________ ________________________ 11.
DATE: __________________________ SIGNATURE: _________________________ TITLE: ______________________________ * ALL ITEMS SHOULD BE INDICATED ON THE BANK STATEMENT CARCIP-SVG Project Implementation Manual Page 65 Annex 8: Results Framework and Monitoring Project Development Objective (PDO): To increase access to regional broadband networks and advance the development of an ICT-enabled services industry in the Caribbean Region.
PDO Level Results Indicators* Unit of Measurement Baseline Cumulative Target Values** Frequency YR 1 YR 2 YR3 YR 4 YR5 Data Source/Metho dology Responsibili ty for Data Collection Description (indicator definition etc.)
Units (cumulative) 0 Units (cumulative) Units (cumulative) 0 0 Regional Grant Results Indicators 0 0 0 0 1 1 2 2 2 2 Annual CTU CTU Annual CTU CTU Annual CTU CTU percentage 34.6 37 40 42 45 48 Semi- annual Operators/Regu lators reports NTRC St. Vincent and the Grenadines PDO Level Results Indicators Indicator one: Policies for PPP and Open Access Indicator two: Regional Regulations for Open Access Indicator three: Coordinated activities in network and ICT-led innovation Indicator One: Number of Internet Users per 100 people CARCIP-SVG Project Implementation Manual Number of policies developed for PPP and Open Access Number of regional regulations developed Number of coordinated activities in network and ICT-led innovation Internet users is divided by the total population and multiplied by 100.
Countries that do not carry out surveys generally base their estimates on Page 66 Indicator Two: IT/ITES employment Indicator Three: Businesses receiving support through the project Indicator Four: Direct project beneficiaries, (of which are female) Number of people 0 500 1,000 1,500 2,000 3,000 Annual Survey ICT Number 0 10 15 20 25 30 Semi- PCU Reports ICT annual Number percentage 0 0 1,000 2,000 3,000 4,000 5,000 40 40 45 50 50 Annual Survey ICT de63.rivations from reported Internet Service Provider subscriber counts.
This indicator measures the total number of people employed in the IT/ITES under the project This indicator measures the total number of businesses receiving incubation support under the project Calculated as % of number of employees in supported firms plus number of people trained.
Intermediate Result (Component One): To decrease retail price of internet INTERMEDIATE RESULTS Intermediate Result indicator one: retail price of internet services Intermediate Result indicator two: Kilometres of fibre under the project US$/Mbps 33.6 29 27 25 23 20 Semi- Annual Kilometres 0 20 30 40 50 70 Annual Operators/Regu lators Reports NTRC Operators/Regu lators Reports NTRC This indicator measures the price of access to the internet at an equivalent of 1Mbit/s per month This indicator measures the kilometers of fiber deployed in the country CARCIP-SVG Project Implementation Manual Page 67 percentage Intermediate Result indicator three: Fixed Internet Subscribers Intermediate Result (Component Two): To increase capacity in the ICT sectors 11.4 10.8 12 13 14 15 Semi- Annual Operators/Regu lators Reports NTRC Number (cumulative) 0 500 1,500 2,800 4,500 7,000 Semi- annual percentage 0 100 250 600 850 1,100 Semi- annual Number 0 40 150 300 450 640 Annual percentage 0 20 40 55 65 80 Annual ICT ICT ICT Training Providers’ reports/certific ation bodies’ attestation Training Providers’ reports/certific ation bodies’ attestation Training Providers’ reports/certific ation bodies’ attestation Incubation Facilities ICT Intermediate Result indicator one: people trained under the project Intermediate Result indicator two: people certified after training under the project Intermediate Result indicator three: People trained under the project in gainful ICT employment Intermediate Result indicator four: Occupancy rate of business incubation Facilities supported under Project This indicator measures the total number of people with an internet subscription.
This indicator measures the number of people trained in IT/ITES skills under the project.

This indicator measures the number of people certified after training under the project.
Estimating about 80% of people trained will find gainful employment in ICT sector This indicator measures the occupancy rate of business incubation facilities under the project CARCIP-SVG Project Implementation Manual Page 68 Annex 9: Sample IFR CARCIP DL Attachment - IFR Format-SVG.xls Annex 10: Sample TOR for Financial Audit Introduction The project has been prepared using standard World Bank Project preparation criteria in the selection and detailed costing of the components.
It is estimated to cost US$....: CARCIP-SVG Project Implementation Manual Page 69 I.

Audit Objectives The overall objective of this engagement is to allow the auditor to express a professional opinion on the financial position of the project at the end of the period audited, to report on the adequacy of the internal controls, and to express an opinion on the compliance with the covenants of the grant agreement and applicable laws and regulations.
Audit of the Project: This audit must be performed in accordance with the International Standards on Auditing issued by the International Federation of Accountants (IFAC), and therefore must include the tests of the accounting records that the auditors consider necessary under the circumstances.
The specific objectives of the audit are to: • Issue an opinion as to whether the Project financial statements present fairly, in all material respects, the financial position of the project, the funds received and the disbursements made during the period audited, as well as the cumulative investments at the end of the period, in accordance with international accounting standards and the requirements of the respective agreements with the Bank and other co financing organizations".
• Issue a report with respect to the adequacy of the internal control structure of the implementing institution in regard to the project.

• Issue an opinion with respect to the implementing entity's compliance with the terms of the grant agreement and applicable laws and regulations (with regard to the financial aspects).

II.
II.

Scope of the Audit The audit must include adequate planning, the evaluation and testing of the internal control structure and systems, and obtaining sufficient objective evidence to allow the auditors to reach reasonable conclusions on which to base their opinions.
In conducting their work, the auditors should pay special attention to the following requirements: • All project funds --external or counterpart funds-- should be used in accordance with the conditions of the relevant financing agreements, with due attention to economy and efficiency, and only for the purposes for which the financing was provided.

• Goods and services financed should be procured in accordance with the relevant financing agreement.
CARCIP-SVG Project Implementation Manual Page 70 • Implementing entities should keep all necessary supporting documents, records, and accounts in respect of all project ventures.

Clear linkages should exist between the books of account and reports presented to the Bank.

• Where Designated Accounts have been used, they should be maintained in accordance with the provisions of the relevant financing agreement.
• The project accounts should be prepared in accordance with International Accounting Standards consistently applied, and give a true and fair view of the financial situation of the project at the end of the period and of the resources and expenditures for the year ended on that date.

The audit should be performed in accordance with acceptable auditing standards, and therefore should include the tests of the accounting records that the auditors consider necessary under the circumstances.
The auditors should be alert for situations or transactions that may indicate fraudulent, wasteful or illegal acts and expenditures.

If such evidence exists, the auditors must communicate the situation simultaneously to a duly authorized representative of the Bank and to the Project management, and exercise caution and due professional care in expanding their audit steps and procedures related to illegal acts.

Section 240 of the International Standards on Auditing provides guidance on this respect.

III.
III.

Other Responsibilities of the Auditor The auditor should comply with the following requirements: A.

Conduct entrance and exit conferences with the Implementing Agency B.
Plan the audit work so that preliminary reviews can be conducted during the period under review (including the first few months), with the purpose of evaluating the systems of internal control and communicating to the implementing unit in a timely manner, any situations that merit the attention of management before the issuance of the final audit report.

C. Independently reference the audit report before issuing it.
D. Obtain a Management Representation Letter in accordance with section 580 of the International Standards on Auditing, signed by the management.

CARCIP-SVG Project Implementation Manual Page 71 IV.

Audit reports The auditors shall issue their report containing the specific opinions and conclusions required.

All the reports resulting from the audit of the project should be incorporated into one document.

This report should be addressed and delivered to the CPD before May 15 each year.
The report[s] shall be issued in English, duly signed and bound, in original and 2 copies.

The report for the Project should contain at least: A.

A title page, table of contents, a transmittal letter to the CPD.

B.

The audit report and opinion for the Project financial statements, their corresponding notes and supplementary information.

Any costs that are not supported by adequate records or that are not eligible under the terms of the grant agreement (questioned costs) should be identified.
C. The audit report on the internal control structure for the Project.

The report should disclose, among other, the reportable conditions (those that have an impact on the financial statements), including the identification of material weaknesses in the internal control structure of the implementing unit, as well as the CPD’s comments.
This report should include a section on the follow-up of recommendations made in prior audits, indicating the current status of the recommendations as corrected, partially corrected, or not corrected.

The deficiencies that still have not been corrected should be reported again in the current audit report, along with the corresponding management's comments.
D. The audit report and opinion on the CPD’s compliance with the terms of the financing agreement and applicable laws and regulations related to the Project's financial activities.

This opinion should also be consistent with section 800 of IFAC's International Standards on Auditing.
V. Inspection and Acceptance of the Audit Work and the Reports The Bank is responsible for inspecting and accepting the audit reports, and may appoint individuals or firms to carry out these activities, including the review of the working papers and of the auditor's quality control procedures.
If the report is not acceptable or not fully satisfactory due to deficiencies in the audit work or because the report does not comply with the requirements stated in these TORs or the Guidelines, the auditor shall perform the necessary additional work at no additional cost to the IE, the Project or the Bank.

Also, the representative of the Bank may contact the auditors directly to request any additional information related to any aspect of the audit or the Project financial statements.
The auditors must satisfy such requests promptly.

CARCIP-SVG Project Implementation Manual Page 72 If the Bank determines the audit report is not fully satisfactory, it will send a letter to the CPD indicating suggestions to correct the deficiencies identified, and asking that the Bank be informed of any corrective actions taken.
The CPD will also be informed of any aspects of the audit report that are not in compliance with the Terms of Reference, so that the auditor will correct the deficiency within a specific timeframe or in the subsequent audit.

VI.

Terms of Performance The auditor will perform interim work during the years XXX-XXX.

The auditor will issue the draft report on or before XXX, and the final report on or before XXX each year.
These dates are important to allow the CPD to send to the Bank the final audit report for the Project before XXX.

CARCIP-SVG Project Implementation Manual Page 73