Source document: https://docs-lawep.s3.us-east-2.amazonaws.com/1698751690522.pdf (Namibia)
REPUBLIC OF NAMIBIA MINISTRY OF AGRICULTURE, WATER & FORESTRY TECHNICAL PAPER: BY HONOURABLE JOHN MUTORWA, MP MINISTER OF AGRICULTURE, WATER AND FORESTRY VOTE 20 "CHANGE WITH CONTINUITY, CO-ORDINATION, CONSOLIDATION AND THEME: MAWF EFT DSA HR ACC MoF ICT IEC EDRMS DVS FMD NCA NamLiTS CCOPP CCl SVCF VCF OlE AS PO BRAHMS NPGRC SPGRC NBRI ISO MOU UNAM NUST UNISA AWS NBG IPTT MET MADI MITC DAPEES GIZ SCORE NAFOlA FAO EU CA OlDC CBOs ADCs NNFU DARD DOF AGRIBUSDEV AMTA DCPP ICIPE TOT TCP IPM SSDDCAs SSBPSP NGOs ORIP SACU ABBREVIATIONS Ministry of Agriculture Water and Forestry Electronic Funds Transfer Daily Subsistence and Travelling Allowance Human Resources Anti-Corruption Commission Ministry of Finance Information Communication Technology Information, Education and Communication Electronic Record Management System Directorate of Veterinary Services Foot and Mouth Disease Northern Communal Areas Livestock Identification and Traceability System Cabinet Committee on Policy Planning Cabinet Committee on Legislation South of the Veterinary Cordon Fence Veterinary Cordon Fence World Organisation for Animal Health Analytical Services and Product Development Botanical Research and Herbarium Management System National Plant Genetic Resources Centre SADC Plant Genetic Resources Centre Namibia Botanic Research Institute International Organisation of Standardization Memorandum of Understanding University of Namibia Namibia University of Science and Technology University of South Africa Automatic Weather Stations Namibia
 Botanic Garden Indigenous Plant Task Team Ministry of Environment and Tourism Mashare Agricultural Development Mashare Irrigation Training Center Directorate of Agricultural Production, Extension and Engineering Services· Deustche Gessellschaft fur Internationale Zusammenarbeit (German Technical Cooperation) Scaling Up Community Resilient Sustainable Management of Namibia Forested Lands Food and Agricultural Organisation of the United Nations European Union Conservation Agriculture Okapya Livestock Development Project Community Based Organisations MAWF Agricultural Development Centers Namibian National Farmers Union Directorate of Agricultural Research and Development Directorate of Forestry Agricultural Business Development Agency Agro-Marketing and Trade Agency Dryland Crop Production Programme International Center of Inspect Physiology and Ecology Trainer of Trainers Technical Cooperative Programme Integrated Pest Management Small Stock Development and Distribution in Communal Areas Small Stock and Bee Production Support Programme Non-Governmental Organisations Orange River Irrigation Project Southern African Customs Union Institute TECHNICAL PAPER IN SUPPORT OF THE MOTIVATION STATEMENT OF MAWF BUDGET The purpose of the Technical Paper is to provide detailed information Agriculture, Water and Forestry's Budget Motivation Speech.
in addition to the Ministry of The MAWF's (Vote 20) total budget is N$ 2 301 487 000 of which N$ 1 189302000 (51.7%) is earmarked for the Development Budget and N$ 1112 185 000 (48.3%) represents the operational budget.

1.

MAIN DIVISION 01 OFFICE OF THE MINISTER RECURRENT BUDGET N$ 7 007 000 A total of N$ 7 007 000 is required for the Main Division 01, the Office of the Minister, for running activities of the office.

• • • • • Security services provided at MAWF outlets country wide.
Facilitated tenders approval Quarterly Ministerial News Letters, Annual Reports published.

Response to media on Ministerial Trained a Ministerial auction team on Auditing.

Livestock stock taking was conducted taking at all Ministerial outlets in the 14 regions.

related issues as well as press releases.

through Tender Board to procure goods and services for the Ministry.
at all 13 research stations that keep livestock as well as stock 2.2.1.5 INFORMATIONCOMMUNICATION TECHNOLOGY (ICT) • • Regional offices were provided with computer network infrastructure internet and intranet system.

New computer software licenses acquired.

to enable access to Ministerial 1.1.1.6 EMPLOYEE WELLNESS & HIVIAIDS PROGRAMME • • • • • (IEC) materials and condoms distributed to regional offices Information, Education & Communication quarterly.
Conduct quarterly awareness creation sessions on HIV/AIDS and well ness issues (Cancer, Blood pressure, Cholesterol and Diabetics as well as Facilitation of complete health diagnostic with computer at work).

The World Aids Day Commemorated, Technical and financial assistance for programme sector Documentary response program for the Agriculture, Water and Forestry Sectors.
Learned from Employee wellness received from GIZ especially on the and HIV and Aids Sector 01 December 2015. implementation on Lessons developed response.

2.2.2 CHALLENGES EXPERIENCED IN 2015/2016 2.2.2.1 FINANCE • • Delay in acquisition of supplier codes for EFT payments to suppliers for goods and services delivered.

Budgetary constraints to cater for the Food and Mouth Decease outbreak, drought and the construction of the Neckartal Dam.

1.1.1.2 • • • INTERNAL AUDIT Delays in completion of legal cases.
In active Ministerial Audit Committee.

Slow management buy-in for enterprise Risk management Implementation.

2.2.2.3 HUMAN RESOURCE (HR) • • Difficulty to recruit staff members/persons Challenge on the implementation of Performance Agreements to fill posts in the scarce job categories and aPM delays.

levels.

at all 2.2.2.4 AUXILIARY SERVICES • • The tariff adjustment of the Local Authorities does not coincide with the budget period and the increases are higher Unexpected than the budgeted increase.
statutory tariff adjustment of the security services.

2.2.2.~ INFORMATION COMMUNICATION TECHNOLOGY (ICT) • Delays from Service providers to install the trunking (networking infrastructure) timeously.

2.2.3 PLANNED ACTIVITIES FOR 2016/2017 2.2.3.1 FINANCE • • • Maintain Ministerial Financial Administration.

Regular consultation with MoF on all modules for smoother operations.

Training of staff members on finance issues.


• Construction of Regional Head Quarters in Ohangwena Region, Eenhana is 70% complete.

• Construction of Regional Head Quarters in Zambezi Region, Katima Mulilo is 95% complete.

• Construction of Regional Head Quarters in Kavango East Region, Rundu is completed and inaugurated.

2.3.2.2 PLANNED ACTIVITIES FOR 2016/2017 • Completion of the construction of the Eenhana and Katima Mulilo Regional Head Quarters.
2.3.3 CONSTRUCTION OF ADDITIONAL NEW OFFICE COMPLEX AND WAREHOUSES 2.3.3.1 ACHIEVEMENTS FOR 2015/2016 (N$ 65000000) • Khomas Regional Office (Government Office Park East Wing) tender awarded and earth works started and the project is 20% complete.

2.3.3.2 PLANNED ACTIVITIES FOR 2016/2017 • Continue with the construction of an additional office complex at MAWF Head Office, Government Office Park (East Wing).
2.3.4 EXPANSION OF INTRANET AND IMPLEMENTATION OF E-GOVERNANCE FOR MAWF 2.3.4.1 ACHIEVEMENTS FOR 2015/2016 (N$ 1 600000) • During the 2015/2016 financial year, MAWF have managed to do structure cabling at remote offices in 4 regions under the project: Expansion of MAWF Intranet and the implementation of E-Governance project.
These offices are connected to MAWF intranet information system aiming at improving staff member's performance by giving access to information timely besides providing internet access for research purposes.

2.3.4.2 PLANNED ACTIVITIES FOR 2016/2017 • The exercise for 2016/2017 financial year is targeting regional offices.
This connections and the implementation of E-Governance project will provide information sharing platform and eventually improve staff performance by making faster decisions based on availabilities of correct and timely information from one central location.

• Livestock identification and traceability, import/export control, extension and regulatory inspections at community level, farms, livestock auctions and abattoirs were carried out.
• Maintenance of veterinary infrastructures such as veterinary clinics, crush pens, quarantine farms, veterinary cordon fences some of which required extensive repair due to old age.

Electrification of parts of the border and Veterinary Cordon Fence improved the zoo-sanitary controls of the country.
• The Ministry has developed a Strategy and Implementation Plan for the implementation of the Cabinet Committee on Policy and Planning (CCOPP) Action Letter dated 1st April 2014, Resolution 3 which directed MAWF to: (a) Construct a Veterinary Cordon Fence (VCF) on the Namibian Angolan border; (b) Establish a trans-boundary animal disease free zone, including Namibia and part of Angola and (c) That Cabinet Committee on Policy and Planning (CCOPP) directed the Ministry of Agriculture, Water and Forestry to continue implementing activities and programmes in the best interest of the country and the livestock/meat industry, particularly in the Northern Communal Areas.
3.3.1.2 Export markets Namibia continues to access foreign markets for its animals and animal products.

These markets are mainly in Norway, the EU, Angola and South Africa.

Namibia managed to gain acceptance into Russia, Iran, Zimbabwe and China; and is in final stages of SPS equivalence negotiations with USA.

Recently Namibia was audited by Inspectors from Hong Kong Veterinary Authority to assess Animal Health Controls and negotiations are at final stage.
3.3.1.3 Animal Disease Health Situation Major disease outbreaks recorded in 2015 include Foot and Mouth Disease (FMD), Lungsickness and Rabies.

Two outbreaks of FMD occurred in the Northern Communal Areas of Namibia.

The first was in the FMD protection zone on 11 May 2015 affecting Ohangwena, Oshikoto, Kavango West and Omusati regions.

The disease was detected at 43 foci and 303 cases were recorded.

The second outbreak occurred in the FMD infected zone on 10 July 2015 in the Zambezi Region.
The disease was detected at four foci and 14 cases were recorded.

Lungsickness was detected at two foci where 11 cases including five deaths were recorded in Kavango East Region.

The occurrence of Rabies, which is a fatal disease of humans and animals, continues to be a cause for concern in human, domestic and wild animal populations.

In 2015, 320 outbreaks involving 320 animal deaths were reported affecting the northern part of the country mainly in Omusati, Oshana, Oshikoto and Ohangwena Regions.
A pilot rabies control project was jointly launched by the Ministry of Agriculture, Water and Forestry and Ministry of Health and Social Services in Oshana Region in order to effectively deal with the rabies problem.
• • 3.3.2 PLANNED ACTIVITIES FOR (2016/2017) 3.3.2.1 Improvement of Animal Health Status and Marketing in the Northern Communal Areas • • • The MAWF will continue to implement the policy aimed at creating conditions which will allow farmers in the Northern Communal Area (NCA) to access local, regional and international markets for their animals and animal products.
The Ministry with the financial assistance of the MCA-Namibia has developed the Strategy and Implementation plan for achieving Foot and Mouth Disease (FMD) and Lungsickness freedom in the NCA The World Organization for Animal Health (OlE) approved the Official Control Programme for Foot and Mouth Disease and Lungsickness for the Northern Communal Areas.
MAWF will continue to implement recognition for FMD and Lungsickness in the the Strategy for achieving international Northern Communal Areas beginning of the new financial year Increase the number of veterinary offices in the Northern Communal Areas to reduce the distance that farmers have to travel to seek veterinary services.

3.4.3 EXTENSION OF THE CENTRAL VETERINARY LABORATORY 3.4.3.1 MAJOR ACHIEVEMENT FOR 2015/2016 (N$ 62 033) • • Construction of Bio-Security Level-3 Laboratory (BSL-3 L).
Provisional plans were prepared for the construction of the Eenhana Research Laboratory.

The site for its construction has been identified and fenced off.

Construction of the Ondangwa regional veterinary laboratory started with new contractor.

3.4.3.2 PLANNED ACTIVITIES FOR 2016/2017 • The construction of the Ondangwa regional veterinary laboratory will only continue in the next financial year.
3.4.4 IMPROVEMENT OF ANIMAL HEALTH AND MARKETING SERVICES IN NORTHERN COMMUNAL AREAS 3.4.4.1 MAJOR ACHIEVEMENTS 2015/2016 (N$ 25 200 000) • • Bilateral meetings were held with Angola, in fulfillment of the MOU signed in 2014, during the period under review.

Two outbreaks of Foot and Mouth Disease (FMD) occurred in the Northern Communal Areas of Namibia.
The first was in the FMD protection zone in May 2015 affecting Ohangwena, Oshikoto (the part north of the Veterinary Cordon Fence), Kavango East and Omusati Regions.

The second outbreak occurred in the FMD infected zone in July 2015 in the Zambezi Region.

The response to control these outbreaks cost Government a total of N$180 million.

The outbreaks were closed on 22 January 2016 and all restrictions were lifted and normal livestock marketing has since resumed.
Despite the outbreak, the FMD free zone, which is south of the Veterinary Cordon Fence (VCF) remained unaffected and exports to lucrative markets were not disrupted.

3.4.4.2 PLANNED ACTIVITIES 2016/2017 Intensification of clinical and serological surveillance will be effected for the Northern Communal Areas.
• • • • • The electrification of part of the high-risk area of the Veterinary Cordon Fence (VCF) and the Namibia- Botswana international border fence commenced in 2013 and is expected to be completed this year.

Prophylactic vaccinations against Foot and Mouth Disease and Lungsickness will continue in the 201562017finandalyear.
Livestock identification and traceability activities will continue throughout the country in order to support animal disease surveillance and marketing of livestock and their products.

Recruit personnel as per the new approved structure.

The Strategy for the eradication of trans-boundary animal diseases in the NCA was approved by cabinet for implementation.

A detailed Implementation Plan to operationalize the Strategy has been approved by Ministry of Agriculture, Water and Forestry.
The Strategy and Implementation Plan were approved by the World Organization for Animal Health (OlE).

The essential elements of the plan involve strengthening of veterinary services by bolstering staff capacity in terms of recruitment and skills development, development of surveillance and response guidelines, construction of veterinary laboratories, accommodation), procurement of equipment and vehicles, infrastructure (offices, community mobilization and participation in veterinary activities.
International collaboration in the management of Trans-boundary Animal Diseases will also be strengthened.

A major component of the plan entails erection of a border fence between Namibia and Angola and relocation of livestock relying on grazing in Angola to identified grazing areas within Namibia.
3.4.5 BEEF VALUE CHAIN DEVELOPMENT IN THE NORTHERN COMMUNALA REAS 3.4.5.1 MAJOR ACHIEVEMENTS 2015/2016 (N$ 44 875 000) The objective of the project is to ensure improved marketing of livestock in the NCA and production of value added meat and meat products in order to compete at local, regional and international markets.

Cattle and goats in the NCA have limited marketing channels and almost no access to lucrative markets.
Appropriate, well-situated slaughter facilities, in the form of abattoirs that conform to best practice standards are therefore needed.

The achievements are: • The Eenhana and Outapi abattoirs were upgraded and will be commissioned in the first quarter of 2016/2017.

4.
4.

MAIN DIVISION 04: AGRICULTURAL RESEARCH RECURRENT BUDGET: N$ 66 905 000 CAPITAL BUDGET: N$ 36 091 000 4.1 OBJECTIVES • • To conduct agricultural research through need-driven, basic, adaptive and strategic research in the communal and commercial farming areas of Namibia.

To develop and conserve plant and livestock genetic material for future use.
4.2 MAIN FUNCTIONS • • • • • • Conduct crop and livestock research Provide laboratory and analytical services Conserve and preserve plant and animal genetic material Conduct rangeland and pasture research Develop new products for the agricultural sector Provide livestock performance support services 4.3 RECURRENT ACTIVITIES 1.1.1 ACHIEVEMENTS FOR 2015/16 4.3.1.1 Crop Research and Production • • • • • Produced 280 tons of certified seed of improved varieties at Research Stations and Green Scheme Projects and 70 tons of foundation seed at Crop Research Stations.
Conducted 18 research projects on crop improvement, soil fertility improvement, crop diversification and variety evaluation.
Conducted different trials on Mutation breeding to develop high yielding and drought resistant varieties of Pearl millet (Pennisetum glaucum L), Sorghum (Sorghum bicolor L Moench) and cowpea (Vigna unguiculata (L) Walp) resulting in identification of mutant lines which have been given to selected farmers for on-farm testing in Omusati, Oshana, Oshikoto and Kavango East Regions during the 2015116 cropping season.
Conducted assessment of farmers preference on the new varieties of cowpeas in Kavango East and Omusati Regions.

Continued with maintenance of released crop varieties of pearl millet, sorghum, cowpea amongst others and Continued with technical back stopping to registered seed growers for certified seed.

In this regard, the Ministry trained 61 registered seed growers in Omusati and Oshikoto Regions and 10 in Kavango East and Kavango West Region for production of certified seed during the next rainy season.
4.3.1.2 Analytical Services and Product Development (ASPD) • • • Developed a management system according to ISO 17025 for laboratory quality assurance.

Increased efficiency by reducing the number of days to analyse samples from 30 days to 15 days.

Increased production of culturing of mushroom spawns to 1 760 4.3.1.3 Preservation and Conservation of Plant Genetic Material • • Provision of the plant identification service to students, researchers and general public continued.
A total of 465 plant specimens were identified.

Identification numbers are low due to the current drought situation.

Some 896 new specimens were encoded bringing the total number of specimen records in the to 93 176 and the highest Botanical Research and Herbarium Management System (BRAHMS) accession number recorded in the National Herbarium Collection to 98 875.

Only 460 new specimens were incorporated into the herbarium collection.
• The National Plant Genetic Resources Centre (NPGRC) records a totals of 4 176 accessions.

Thirty Gnaphalieae to Anthrosimae based on phylogenetic analysis of nuclear and plastid DNA sequence data.

Taxon 64(5):975-986.


• • • Two papers have been submitted for publication as follows: "Ethnomedicinal properties and distribution of Hygrophila auriculata in Namibia" for publication on Spotlight on Agriculture article and "Plant density, spatial pattern and habitat preference in flowering stones [Lithops pseudotruncatella (Berg) N.E.Br.]"

for publication in the peer reviewed scientific journal South African Journal of Botany.
The Indigenous Plant Task team (IPTT) presented and adopted the Draft Action Plan.

The IPIT continued with the implementation of the IPIT Action Plan (2015/16) focusing on the following species: Schinziophyton rautenenii (manketti), Moringa ovalifolia, Hibiscus sabdariffa (mutete) and Tylosema escultentum (marama bean).
The MAWF through the NBRI manages the Material Transfer System for access to and use of plant genetic resources, and assists Ministry of Environment and Tourism (MET) to review and determine conditions for research into plant genetic resources.

During the period under review 35 Material Transfer Agreements (MTA's) were signed and 44 MET Permit Applications reviewed.
4.3.1.4 Rangeland Management and Pasture Research • • Establish selected cultivated pastures species at Okapya Livestock Development Centre Completed study on Rangeland Dynamics at increasing distances from the Kavango River.

Browsing and grazing capacity data for three selected areas (Tondoro, Mashare and Divundu).

4.3.1.5 Large Stock Research • • • Completed the DNA Analysis of the Sanga cattle herd at Sonop Research Station.
Completed collection of samples from the indigenous cattle found south of the Veterinary Cordon Fence (VCF) and Continued with the successful conservation and development of Sanga, Afrikaner, Bonsmara and Simmentaler cattle.
4.3.1.6 Small Stock Research • • • • Concluded the research project on "Evaluation of the Development of the Gellapper Sheep at Kalahari Research Station" Capacitated 150 Swakara farmers in Swakara sheep husbandry Provided 155 Swakara Sheep to communal Support Scheme and Continued with conservation and development of the Namibia Indigenous, Gellapper sheep, Damara sheep, Swakara sheep, and Boer goats.
farmers in the Erongo Region through the Swakara 4.3.1.7 Livestock Support Services • • • • Tested 513 young bulls from 13 stud breeders, including stud animals from five (5) Livestock Research Stations under Phase D performance testing scheme.

Tested 11 bulls from Livestock Research Stations under Phase C conditions.

Data of 111 animals of emerging commercial performance testing scheme and Secured nine (9) scientific articles for publication in MAWF Scientific Journal (Agricola).
livestock farmer were recorded and analysed through 1.1.2 PLANNED ACTIVITIESFOR 2016/17 • • • • • • • Revise and re-implement Specialised Livestock Improvement Scheme entitled" Provision of Livestock Breeding Material Directly to Communal Farmers": Continue with Phase D Performance Testing.

Distribute research information through research publications.

Produce and distribute foundation and certlfied seed for pearl millet, maize and cowpea.
Continue with crop research activities of the prioritised crop research projects on improvement, soil fertility improvement, crop diversification and variety evaluation.

Continue collaboration with research institutions, external funded research projects.

Continue to promote and support the development of products from indigenous plants.

Oshaambelo Livestock Development Centre: • Completed the construction of a 25 KVA power line and the centre is now connected to national electricity grid.
Sachinga Livestock Development Centre: • Completed the construction of 2 x 2 bedroom houses and renovated 4 x 1 bedroom flats for staff accommodation.

Tsumkwe Breeding Station: • Completed the construction of 2 x 2 bedroom and 1 x 3 bedroom house for staff accommodation.

Okomumbonde Breeding Station: • Completed the construction of 2 x 2 bedroom and 1 x 3 bedroom house for staff accommodation.
Omahenene Research Station: • Constructed 2 x 2 bedroom houses and renovated 1 x 3 bedroom house for staff accommodation.

Okashana Research Station: • Constructed 2 x 2 bedroom houses with garage for staff accommodation.

Planned activities for 2016/17 • • • • Upgrade/alteration of slaughter house/abattoir, piggery, poultry unit and animal handling facilities at MADI.

Commence with construction of expansion of NBRI facilities.

Commence with multiplication of certified seed.


Fence off the upgraded oxidation ponds at Kalahari research.

4.4.2 DEVELOPMENT OF LIVESTOCK BREEDING AND MARKETING INFRASTRUCTURE FOR COMMUNAL AREAS Achievements for 2015/16 (N$ 10075000) • One auction kraal at Ompundja in Omusati has been constructed and will be in use during the next financial year.

Planned activities for 2016/17 • Construction of new auction kraals at Anker in Kunene region.
4.4.3 SEED PRODUCTION AT RESEARCH STATIONS (NEW) Planned activities for 2016/17 • Levelling of the land and installation of 1 Center Pivot and production of foundation and certified seeds.

Kunene North, East, Kavango West, Zambezi, Omusati, Oshikoto, Oshana, Ohangwena, regions.

Twenty (20) tons of cowpea seeds, eighty two (82) tons Omaheke and Otjozondjupa of maize, and one hundred twenty three (123) tons Mahangu seeds were distributed freely.
A total of twenty one thousand three hundred and twenty eight farmers benefited from free seeds 21 328 (Female 12512 and Male 8 816).

• Government distributed sixty (60) tons of mahangu seed and 26 tons of maize seed through Government subsidy to the above mentioned regions.

During 2015/16 cropping season a total of eighteen thousand five hundred and twenty three (female 10 583 and male 7940).
additional 5.3.1.1.3 Ploughing Services • • Three hundred and twenty six (326) contractual staff members mechanics, of data and filling of Institute during the period under tractor drivers and forty nine (49) DAPEES field staff) were trained in basic tractor recording field measurement, log books at Ndonga Linena and Mashare Agricultural Development repair and maintenance, drivers and extension tractor and implement (operator review During the 2014/15 cropping season, 883 male & 5 251 female) farmers benefited from the ploughing services.
ten thousand one hundred and thirty four (10 134), (4 • Meanwhile, a total of seventeen thousand five hundred and eighty three hectares (17 583 hal were ploughed during the same year.

• A total of four hundred (400) temporally jobs were created through the employment of private tractor drivers who tractor and draught animal power owners and Government contractual rendered ploughing services to farmers through Government subsidy alongside Government tractors.
5.3.1.1.4 Weeding Services • • During the 2014/2015 cropping season a total number of one thousand four hundred and fifty one (1 451), farmers benefited from the weeding services.

(534 male & 917 female) Three thousand and seventy seven hectares (3 077 hal of farmers fields were weeded in those regions.

Through the provision of weeding services to farmers, MAWF created one thousand jobs for unemployed youth.
seven hundred and one 1 701 (male 781 and female 920) temporally 5.3.1.1.5 Conservation Agriculture Achievements • Completion of the National Stakeholder Consultation process, followed by the finalization and official launching of the Comprehensive Conservation Agriculture Programme of Namibia.

• • • • • • Successful mobilization and EU to support MAWF in the implementation recourses (N$20mil) of CA.
of external from GIZ, SCORE, NAFOLA, FAO Successful participants hosting of representing the 2015 National CA Stakeholders Conference attended by 230 73 institutions.

of Adoption institutionalization MAWF.


the CA coordination framework by all stakeholders in Namibia, of the National CA Forum comprising of 25 stakeholders and the and chaired by Establishment of the Kavango East, Kavanqo vvest and Zambezi CA Regional Forums Conducted a CA learning and exposure visit 8 institutions, which stimulated public and private sector to Zambia by 30 frontline officers representing in Namibia.
for collaboration interest Initiation of a CA baseline study to compile and analvse existina data.

draw lessons and olan • The Southern Division of Omaheke, Karas and Hardap received one hundred (100) ewes and nine (9) rams.

Only sixteen (16) applications were received even though the application process was open for the entire communal and resettlement farmers in the Southern Division.

From applications received, five (5) male beneficiaries were selected to receive 20 ewes and 1 ram each.
In addition 4 beneficiaries will receive 1 ram each, totaling nine (9) beneficiaries.

5.3.1.5.3 Poultry distribution and development of small scale farmers • Three thousand seven hundred and forty five (3 745) one day old chicks were distributed to 209 beneficiaries in Omaheke and Karas regions in order to improve household food security.
5.3.1.5.4 Livestock Marketing 5.3.1.5.4.1 Auction Events • One hundred and twenty (120) livestock auctions took place in the Otjozondjupa region (Okahandja, Otjiwarongo, Otavi and Grootfontein), whereby on average one thousand eight hundred (1 800) cattle and one hundred and sixty (160) small stock unit were sold with a turnover of more than N$9 million per auction for both Large and Small Stock.
• Auctions and permit days are also held in the communal farming areas such as Okakarara, Okondjatu, Okamatapati, Otjituuo, Ovitoto and Gam.

5.3.1.5.4.2 Drought marketing incentives schemes for both large stock and small stock • Namibia was affected by a severe drought during the 2015/16 financial year, therefore the Government re-introduced the drought marketing incentive scheme.
The lease of grazing incentive scheme and the transportation of livestock incentive scheme were put in place by Government to assist both communal and commercial farmers whose livestock were affected by drought.

In that regard, farmers were assisted to market their animals through the scheme, to lease grazing areas and transportation of their livestock to better grazing areas identified by them.
• A total of three thousand three hundred and nineteen (3 319) claims were received and processed of which three (3) were from the Northern Communal Areas (NCA) and three thousand three hundred and sixteen (3 316) were from South of the Veterinarian Cordon Fence (SVCF).

The value of these claims that were paid out to farmers was N$ 45 083 880.70. .

• • • In addition, a total of nineteen (19) claims for transport hire were processed from both NCA and SVCF.
The value of the above mentioned claims amounted to N$ 157 659.30.

Challenges Insufficient information provided by farmers such as branch codes for banks.

Lack of proof of payment for out of hand transaction making it difficult to process claims.

• Constant physical enquiries by the farmers affecting the time taken to process claims.
5.3.1.6 Farmers Advice and Training • Provision of continuous training and advice to farmers is to enhance their capacity so that they are better equipped to produce more and healthier crops and increase yields in order to reduce food imports and also ensure food security.

As such, a total of nine thousand eight hundred and eighty nine (9 889) farmers were provided with in-service training by field extension staff in collaboration with other stakeholders in the regions.
Farmers were trained 5.3.1.11 Farmer visits to Agricultural Development Centers • Farmers in the regions took their own initiative to visit MAWF Agricultural Development Centers (ADCs) and our Agricultural Regional Offices to get information and advice and for the provision of agricultural inputs and services.
• A total of thirteen thousand six hundred and ninety three (13 693) farmers including farmers visited the Agricultural Development Centers (ADCs) emerging and commercial inputs and services, seeking for information and services which were mainly on agricultural drought incentive schemes, livestock import permits, Agribank loan scheme, phyto-sanitary certificates issuance, livestock improvement permits, drought mitigation strategies, crop and animal husbandry, livestock disease treatment and prevention, animal vaccination campaign, gardening, livestock supplements and marketing of both crop and livestock.
5.3.1.12 Emerging Commercial Farmers • Technical support and advice was rendered to thirty five (35) resettled and emerging commercial farmers.

The type of support rendered included; farm planning, bush encroachment mitigation, rangeland management, horticulture production, selection of breeding animals, drought mitigation strategies and farm finances.
5.3.1.13 Exposure Trips • Several DAPEES, NNFU, DART, OaF, AGRIBUSDEV, AMTA, SCORE, FAa staff undertook an exposure trip to Zambia in order to learn the concept of conservation agriculture and how it is operating.

• Some farmers were exposed to other farms in the region.

Twelve (12) farmers from Okahandja were exposed to Okakarara Poultry farmer in order for them to learn and observe how the other farmer is farming.
Otjituuo and Coblenz San Community garden members were exposed for horticulture information and demonstrations to commercial farms (Schonau and Schalzfeld).

The purposes of these visits are for farmers to familiarize themselves with other farming practices, what other agricultural institutions are doing to learn and gain experiences through observing.

5.3.1.14 Mass and Print Media • • The DAPEES disseminated information through radio, agricultural newsletters, pamphlets and leaflets in the regions.
The information disseminated to farmers was on the agricultural activities such as Swakara training, livestock diseases, livestock marketing, effects of drought to livestock, DCPP, Drought relief, seed distribution, predators control, drenching small stock, vaccination program, rangeland management, bush encroachment, safe handling of pesticides, lick supplements and livestock management calendar.
livestock branding, agricultural cooperatives, gardening, Two leaflets, One (1) for DCPP and the other leaflet on Production Economics is being finalized for distribution to farmers.

5.3.1.15 Farmer's Information Days • One hundred and fifty (150) information days were organized by extension field staff in collaboration with other stakeholders to sensitize farmers on various agricultural practices in the regions.

• Three thousand one hundred and four (3 104) farmers attended these field days.
The topics rangeland covered were on veld evaluation, planting ofgrass fodder, lick supplementation, management, Government drought incentive schemes, DCPP, walking tractors operation, fish farming, conservation agriculture, boar goat management, Swakara farming system, livestock marketing, agricultural inputs and services and Agribank loan scheme.

training workshop a staff member Committee with various stakeholders was established the project within the country.
from the division participated on Phytosanitary Capacity Evaluation was held in Lusaka, Zambia and in the workshop.

A National Project Technical (food safety, animal health, plant health and forestry) during the inception workshop.

The committee is steering the activities of Forty One (41) applications were received and processed during the 2015/16 financial year.

for the Sub-division of Agricultural Land under Act 70 of 1970 A total of one hundred Otjozondjupa, Hardap and IIKaras regions.
and twenty (120) fruit fly surveillance Omusati, Oshikoto, Oshana, Zambezi, in Kavango East & Kavango West, visits were conducted The Division has submitted to FAO.

The project project of funds.

This project will assist problem to human and environmental be done in an environmentally to commence during the next a proposal of obsolete pesticides project is to be jointly funded by FAO and the MAWF.
The Division expects the (2016/17) depending on the availability for the management financial year the country in dealing with obsolete pesticides which are a health because the disposal of such chemicals should friendly manner.

in the establishment to assist communities gardens.
The Division continues and the Division continues to To date twelve (12) new vegetable gardens were established general train farmers on the importance gardening calendar period ( a crop guide that allows you to know which season is appropriate to grow a certain crop), crop crop rotation protection (methods and marketing of vegetables, and record keeping for production.
(soil preparation, sowing and seeding, seasonal of gardening, cultivars spacing), ( organic for the control of insects, diseases, weed and animals), practices, watering, compost making soil management of alternative of vegetable for growth), preparation fertilizers Continue with the implementation (including the new components were added to the DCPP in all crop growing regions).
and monitoring ofthe Dry Land Crop Production Programme that "Conservation Agriculture" and "Draft Animal Power" Procure additional to farmers in crop growing areas tractors and implements to ensure effective and efficient service provision Continue to build capacity in various areas relevant to agricultural sector.

Continue to disseminate Action Loan Scheme farmers.
information and advice to emerging, resettlement, and Affirmative As part of the Farming System Research and Extension approach, the following viable community agricultural technology development.

action plans, activities: income generating continue to implement activities and Strengthen border control and leaving the country are in conformity with the acceptable standards and are recorded.
inspection capacity to ensure that all agricultural products entering Continue destination of registered products and genetic.

livestock material to ensure that registers are kept at all points of entry to verify the origin and for traceability purpose.

Continue veterinary from all prohibited substances to ensure that all import permit and official health certificate which can verify that farm feeds entering the country must be accompanied by feeds are free that in turn cannot harm our meat industry.
• • • • • • • • • • • • 5.3.2 PLANNED ACTIVITIES FOR 2016/17 lathe, milling machine, guillote (cutting metals) and pipe bender million.

for total amount of N$ 7 • The Ongwediva Agricultural Technology Centre is 75% complete.

5.4.3.2 PLANNED ACTIVITIES FOR 2016/17 • Finalize the construction of Ongwediva Agricultural Technology Centre.

5.4.4 ESTABLISHMENT OF PLANT HEALTH AND BIOSECURITY LABORATORY 5.4.4.1 ACHIEVEMENTS FOR 2015/16 (N$ 22 277 000) • • The technical drawings for the Laboratory are finalized.
The bulk earthworks are 60% complete.

5.4.4.2 PLANNED ACTIVITIES FOR 2016/17 • Commence with the construction of the Plant Health and Biosecurity Laboratory.

as well as facilitating the planning, designing and tendering of the infrastructure on the Hub.

• Continue supervision of the construction of 2 000 MT Silos at Mashare Irrigation Project.
• Continue supervision of the construction of milking parlour, water supply, new buildings, green houses and low and medium voltage electrical supply at the Uvhungu-Vhungu Irrigation and Dairy Project.

• Continue supervision of the construction of pump station and irrigation systems at Musese Irrigation Project.

• Continue supervision of the construction of irrigation system, bulk electricity and de-bushing at Mashare Irrigation Project.
• Continue supervision of the construction of the equipment and fertilizer sheds, guard house, fence, change room and chemical store at Kalimbeza Rice Project.

• Continue to supervise of the construction of accommodation units at the Orange River Irrigation Project (ORIP).

• • Identify suitable land for irrigation forthe development of the Green Scheme Irrigation projects in the country.
Facilitate feasibility studies for Liselo in the Zambezi Region and Zone Agricultural Project in the Kavango West Region.

• Continue to upgrade irrigation infrastructures at the Green Scheme Projects.

6.4 CAPITAL PROJECTS 6.4.1.

GREEN SCHEME 6.4.1.1 ACHIEVEMENTS FOR 2015/16 (N$ 130 000 000) • • • • The construction of four (10) medium scale farmer's houses, fertilizer shed and chemical store at Ndonga Linena Irrigation Project Phase two was completed.
The installation of 2 000 MT silo at Ndonga Linena Irrigation Project was completed.

The installation of an oil processing plant, wheat milling plant and 7 000 MT silos at Shadikongoro Irrigation Project was completed.

The construction of bulk pipeline and pumpstation at Mashare Irrigation project Phase two was completed.

• Construction of net houses at Sikondo Irrigation Project was completed.

• • • The acquisition of a 28 ton crawler dozer for de-bushing purposes was finalized.
The Construction of a pump station at Uvhungu-Vhungu Dairy Farm was completed.

The Construction of ten (10) small scale farmers' houses and bulk electricity at Musese Irrigation Project was completed.

6.4.1.2 PLANNED ACTIVITIES FOR 2016/2017 • Continue with the construction of (2000 MT) Silos at Mashare.

• Continue with the construction of milking parlour, water supply, new buildings, green houses and low and medium voltage electrical supply at the Uvhungu-Vhungu Irrigation and Dairy Project.
MAIN DIVISION 07 : PLANNING AND BUSINESS DEVELOPMENT RECURRENT BUDGET : N$ 102367000 7.1 OBJECTIVES • • To provide strategic management support services to the Ministry.

To promote effective marketing and trade of Namibia's agricultural and processed agricultural products.

• To provide information and advice to decision makers on issues related to national food security.

• To promote and regulate the development of cooperatives in the country.
7.2 MAIN FUNCTIONS • Contribute to the creation of a conducive policy environment for the agriculture, water, forestry and co-operative sub-sectors through regular policy review and development.

• • • • • • Create conducive domestic market conditions for an increased market share of Namibia agricultural and processed agricultural products.
Secure new export markets and improve market access conditions for Namibia's agricultural and processed agricultural products by participating in bilateral, regional and multilateral trade negotiations.

Create conducive conditions for value addition to Namibia's primary agricultural products Conduct project appraisals, monitoring and evaluation of the Ministry's programs as well as impact assessments.
Maintain a database of agricultural production, processing and market data, and provide statistics and information on agriculture, water and forestry sectors to decision maker and other stakeholders.

Improve local communities' co-operatives and to facilitate rural development activities, agro business development and value addition.
livelihoods by empowering them through the development of through introduction of income-generating 7.3 RECURRENT ACTIVITIES 7.3.1 ACHIEVEMENTS 2015/2016 7.3.1.1 Regulatory Framework and Policy Development for Agriculture Marketing and Trade • The Agronomic Industry Amendment Bill, 2015 has been listed for debate in Parliament.
The legally appoint the Agro Marketing and Trade Agency and Amendment Bill promulgation will Agricultural Business Development Agency as Statutory Agencies to implement the decisions taken by the Namibian Agronomic Board (NAB).

The Namibian Agronomic Board will be an Advisory Board.

The market share promotion for horticulture produce has increased from 41.5% to 44% in 2016.

• The Meat Company Bill, 2015 has been listed for debate in Parliament.
The Meat Company Bill clarifies the mandate and shareholding of Meatco.

• (Agriculture) The Counsellor secondment responsible agricultural office responsibilities as representing Namibia in meetings or discussions on the same issues.

is currently stationed at the Embassy of Namibia in Brussels, on is primarily as it relates to The thus include analysing or writing and advising on these matters, as well from the Ministry of Agriculture, Water and Forestry.
The Councellor for advancing Namibia's trade, marketing, as well as Sanitary and Phytosanitary (SPS) measures.

in agriculture, in particular interests 7.3.1.5 Agricultural Planning • • • • • • • Finalized the review and launched the 2015 Namibia Agriculture Policy.

Compiled and submitted Commission Secretariat.

the Annual Budget Execution Report to the National Planning Coordinated and compiled the development and Expenditure Framework period.
budget for the 2016/17-20187/19 Medium Term Assessed the implementation regions.

of Rain Fed Crop Production Programme in all the crop growing Conducted the monitoring and evaluation of Nine (9) development projects of the Ministry.

Coordinated the review of 2015/16 Annual Sectoral Execution Plans for both the Agriculture and Forestry & Water and Sanitation sectors.

Coordinated Agriculture and Forestry & Water and Sanitation sectors.
the Formulation of the 2016/17 Annual Sectoral Execution Plans for both the 7.3.1.6 Statistics and business information • • • three agro-assessments Conducted country and monitor the food security and drought situation as well as availability of agricultural inputs at household and regional crop growing regions of in the seven communal levels.

the Participated 2013/2014 agricultural in the finalization season.
of the Agricultural census communal sector report for the Produced and disseminated the following publications: 2014/15 Crop and Household Food Security and Drought Assessment Reports (two reports, in March 2015 and post-harvest in June 2015).

i.e.

preliminary 2015 Agricultural Input and Household Food Security Report (December 2015).

7.3.1.7 Co-operative Business Development • Continued to administer the Co-operatives Act, 1996 (No.
23 of 1996) and implement the National Co-operative Policy that creates the legal and enabling environment development in Namibia.

for co-operative • • • Provisionally registered eight (8) new co-operatives.

Co-operative Business Development Support Services.

Reviewed the business plans for nine (9) co-operatives Credit Co-operative Ltd., Nderura Farmers' Co-operative namely; Nantu Likwafela Savings and Ltd., Aminus Farmers Co-operative • • Oversee the implement the 2015 Namibia Food Safety Policy.
• Continue to develop the Regulatory Framework for Animal and Animal Products.

• Continue to participate in agriculture trade negotiations.

• Continue to develop the Regulatory Framework for Plant and Agronomic Products.

• Continue to promote and support investment opportunities in the downstream agro-industries.

• Provide budgetary support to the implementation of the revised Livestock Marketing Incentive Scheme for the Northern Communal Areas (NCAs).
• Develop the domestic market for the NCA livestock and livestock products.

• Continue to support the development of agro-business initiatives through feasibility studies and formulation of business plans.

• Commence preparation for the establishment of agro-processing facilities in all regions.

• Continue to liaise with the Agricultural Councillor's Office in Brussels on trade matters.

• Finalise the Memorandum of Understanding with Cuba, Botswana and Senegal Agriculture, Water and Forestry.
in field of • Review cooperation agreement.

• • • Facilitate the conclusion of the Self Benefiting Agreement on the support to the water sector (UNESCO) and establish an operational joint implementing committee.

Finalize the review of the National Co-operative Policy.

Finalize the Co-operative Communication Strategy.

• Conduct monitoring and data collection visits to co-operatives.
• Facilitate and assist selected co-operatives to participate at Co-operative Trade Expos, trade fairs and industrial shows.

• Continue to promote and provide co-operative business development support to co- operatives.

• Continue to administer the Co-operatives Act, 1996 (No.

23 of 1996) • Review co-operatives business plans.

• Continue to provide information on the formation of co-operatives.

Table 1: Field of Study and Status of Bursaries during 2015/16 Financial Year.
Name of Field Number of Bursaries Holders Level of Study Status I , Adult Education and Community Development Agricultural Economics Analytical Chemistry Applied Mathematics and Statistics Biochemistry Biotechnology Biomedical Civil Engineering Civil Engineering Civil Engineering Human Resources Management Environmental Health Food Science Food Science Forest Economics Forestry Forestry Horticulture Horticulture Information Technology and Business Computing Integrated Water Resource Management Microbiology Rangeland Management Total Quality Management 2 2 1 2 1 1 1 3 1 2 1 2 1 1 2 2 2 2 1 1 1 1 1 1 Bachelor degree In progress Master Diploma Bachelor degree Master Master Bachelor Degree Master Diploma BTech Diploma Diploma B.
Honors Master Master Bachelor Degree Bachelor Degree Bachelor Degree Bachelor Degree B.

Honors In progress Completed Completed In progress In progress Completed In progress In progress In progress In progress In progress In progress In progress In progress Completed In progress 1 In progress and 1 Discontinued Completed Completed Post Graduate Diploma Completed Master B.
Honors Master In progress 1 completed In progress 6 completed Veterinary Medicine 10 Bachelor Degree In addition, eight (8) staff members have secured financial assistance and are pursuing their studies in the following fields: • • • • • • • 1 x Advance Diploma in Business Project Management at the University of Cape Town, South Africa.

1 x Diploma in Animal Health at the University of Namibia.

1 x MSc in Horticulture at Cornivus University of Budapest, Hungary.
1 x Post .graduate Diploma in Forest Science at University of Stellenbosch, South Africa.

1 x MSc Natural Resources Management at the Namibia University of Science and Technology.

1 x MSc in Crop Science at Kinki University, Japan.

2 x MSc in Applied Field Epidemiology/Laboratory Namibia.
(FELTP) at the University of Management The following sixteen (16) new bursaries were awarded to MAWF staff members: • • • 1 x MSc in Forest and Wood Science 1 x Master 1 x Master in Integrated Water Resource Management in Horticulture Table 2 Courses Attended No.
of staff Gender Female Male Amount (N$) Integrated Water Resource Management Human Resources for African Countries Plant Variety Protection Diagnostic Techniques for Contagious Bovine Pleuropneumonia (CBPP) Recognition of Clinical Cases of Contagious Bovine Pleuropneumonia (CBPP) Effective Laboratory Quality Management & Operational Efficiency Soil & Water Management and Crop Nutrition Training course ICP-OES Machine Theory, Methodology and Practice Laboratory Quality and Assessors Plant Identification Monitoring & Evaluation Food Technology for Plant Personnel Market-Oriented Agriculture Promotion for Africa (Planning and Management) Mutation Induction on Vegetable Propagated Crops Pelt Sorting SimmentalerlSimbra training course Rapid Detection of Vector Born Diseases Green Economy and Environment Protection Tropical Fruit & Vegetable Planting & Processing Technology Conflict Management Skills Supervisory Skills Mixed Farming for Small Scale Farmers in Africa Wildlife Immobilisation Induced Mutation in Seed Propagated Crops Synthetic Biology 59th Conference of the International Atomic Energy Agency (IAEA) River Abstraction Works and Pipeline Design Application of OMICs to Biosafety Transboundary Animal Disease Diagnosis Sequencing & Bio-informatics Analysis of Animal Pathogens Genomes Verification and Reconciliation of Account Transaction Suspense Accounts investments Global Human Resources Management Advanced Risk Management Programme Networking workshop on Brucellosis Networking Specialised Hydrological
 Training Adaptation to climate change in Africa through Social Forestry Handling of the Animal Genetic Material Effective Laboratory Quality Management & Operational Efficiency Farmer Participatory Plant Breeding Approach in Dissemination of Mutant varieties Certified Operator Driver Training Total 9.
MAIN DIVISION 09 RECURRENT BUDGET 9.1 Achievements for 2015/16 : Emergency Relief : N$ 924000 • Funds transfer to Office the Prime Minister for payment of Livestock Marketing Incentive Scheme to famers due to the drought.

• Mitigated the drought situation through the drought subsidy on marketing, transport and grazing.

9.2 Planned Activities for 2016/17 • Assist farmers in emergency situations that might arise due to floods or drought situations in 2016/17.
• Hardap Dam Flood Mitigation hydraulic & hydrological models developed and capacity building done by Danish Hydrology institute (DHI).

Results were presented to MAWF and stakeholders.

Results were handed over to MAWF and four risk maps were produced (1 :5; 1:20,1:50 and 1:100).

Flood risk mapping in Cuvelai Etosha Basin: Hydrology division met with Ministry of Lands Reform (MLR) to discuss integration with Ministry of Lands Lidar Survey that is planned for 2016/17 financial year.
Hydrology division to submit technical specification to MLR.

• Basin Management Committees (BMCs) and other institutions established and operationalized • Provide technical support to Basin Management Committees of the Upper Swakop Basin Management Committee (USBMC), Kuiseb Basin Management Committee (KBMC), Okavango Basin Management Committee (OkBMC), Cuvelai-Etosha Basin Management Committee (CEBMC), Orange-Fish Basin Management Committee (OFBMC) and Omaruru Basin Management Committee (OmBMC).
• Supported the establishment of Zambezi National Stakeholders' Coordination Committeel BMC and provided technical support to the established BMCs.

• Stakeholder meetings were held for Zambezi Basin Management Committee (ZBMC), OFBMC, OmBMC, CEBMC, OkBMC and KBMC.

10.3.1.1.4 Collection, management and dissemination of water resources data and information • Water resource (groundwater, surface water, water quality) monitoring network is operational.
• Hydrological monitoring network was upgraded, maintained and expanded by acquiring and installation of 20 CELO Telemetry instruments and 10 Automatic Telemetry Rain Gauges in the Cuvelai-Etosha Basin.

Through the SADC-Hydrological Cycle Observing System (SADC HYCOS) pilot project in the Katima/Kasani hotspot, 3 Telemetry (SEBA) instrumentation and server were received and installed.

• Upgraded, maintained and expanded water monitoring network and borehole sites were maintained.
The Global System for Mobile communication (GSM) Telemetric equipment was acquired.

Rain gauges Network in Cuvelei-Etosha Basin (CEB) were installed.

Monitoring groundwater level data were collected in Ohangwena, Oshikoto, Kunene, Omusati, Erongo, Zambezi Otjozondjupa, Omaheke, Hardap, Khomas and Karas Regions.

Monitoring boreholes in Kunene, and Otjozondjupa were maintained.
Groundwater quality was sampled in Stampriet Artesian Aquifer, Omaruru area, Karst area (Tsumeb smelter, Tschudi Mine), Okavango-Omatako Basin, Osire, B2 Gold, Okorusu.

Warning signboards were installed at several monitoring boreholes as part of awareness to minimize vandalism and illegal occupying of monitoring boreholes.

The real time GSM telemetry station at Katwitwi was installed.
• Water accounts data was collected for NamWater in Erongo Region, and report for Otjiwarongo Municipality was completed for 2006 data.

• Water resources data collection and database systems (Water Quality Information System WAQIS, HYDSTRA, and GROWAS) operational.
• Operationalize Water resource data collection and database systems - HYDSTRA software license upgrade was done, 12 data requests received and handled and data editing is ongoing; GROWAS database upgraded - HYDSTRA training throughout SADC HYCOS III.

Network & database Audit; training on GROWAS .


• 10.3.1.1.5 Feasibility studies and initiation of the development of water infrastructure Information on water available for planning, design and construction of new water infrastructure (Noordoewer Dam feasibility studies).

Committee (ZAMTEC) and 2nd ZAMCOM Council of Ministers meeting in Harare, Zimbabwe from 27 June to 3rd of July 2015.

Attended ZAMTEC Extra Ordinary meeting on 11 December 2015.
Attended ZAMTEC & 3rd ZAMCOM Council of Ministers meeting in Botswana from 22- 26 February 2016.

Payment Contribution was made to the operation of ZAMCOM Secretariat.

II' • PJTC - the Task Force Committee (TFC) met several times to discuss issues around the operation of the Calueque Dam after rehabilitation by Angola.

A joint committee has been established to finalise the operation issues by implementing the 1969 Water Use Agreement, either as is or as to be amended.
The Kunene Transboundary Water Supply Project is progressing well with funding from KfW.

The Santa Clara and NamacundelOmupanda distribution network has started; the Calueque Village, Main pipe repair and canal off-takes formalization works has been advertised in newspapers to be carried out in the next financial year.

The Calueque-Oshakati Feasibility has been completed and recommendation for detailed study of the selected scenario made.
• AMCOW - Contribution to the Country report by DWSSC on M & E for Water and Sanitation was made.

Payment Contribution was made to the operation of AMCOW Secretariat.

• SADC Water week and SADC Multi-stakeholders Water Dialogue was held and attended in May and September 2015 in Windhoek, Namibia.

Input into the Regional Strategic Action Plan (RSAP) 4 has been solicited and document will be finalized by SADC secretariat.
The Water Resources Technical Committee Meeting (WRTC) was attended in Lilongwe, Malawi in April 2015 and another WRTC Extra Ordinary meeting was attended in Windhoek, Namibia in September 2015 at the margin of SADC Multi Stakeholder Water Dialogue.

The SADC Water Ministers Meeting was attended in Harare, Zimbabwe the first week of July 2015.

• The SADC IWRM Pilot Project was carried out in Mariental Municipal area.
Project activities and achievements included: Installation of rainwater harvesting tanks at the six schools in Mariental.

Capacity building on aspects such as general hygiene, IWRM concept, Water saving and conservation, hydroponics, rainwater harvesting, gardening, gender mainstreaming was carried out during the project.

A total of 295 people participated in various training initiatives.
The installation of demonstration kits to illustrate aquaponics and hydroponics at 3 schools (Mariental High School, Danie Joubert Combined School and D.D Guibeb Combined School) and Mariental Municipality Office.

The hydroponics unit consists of gravel-filled grow beds and deep-flow raft beds.

The aquaponics system consists of a tank or aquarium wherein fish are grown.

These two systems (aquaponics and hydroponics) coexist and depend on each other for growth.
• International Co-operation Partners: UNESCQ-IHP - Attended the 38th session of UNESCO in Paris and represented the Natural Science Program.

- Stakeholder consultation with international team of Experts led by UNESCO took place in Windhoek in July 2015 to discuss the improved project document and to agree on the way forward.

During the consultation the Project document was revised in general and the capacity building component for the two Master courses programmes were agreed-upon.
The Report on Capacity Building component was reviewed and finalized by the the UNAM, Namibia University of Namibian stakeholders, mainly comprising of Science and Technology (NUST), various Ministries representatives, as well as by the international partners from UNESCO.

Two Master programmes curriculums are in the process of finalization with titles as follows: Water and Environmental Engineering Master (NUST) and MSc in Water Resource Management (UNAM).
The Project Document was improved and revised by UNESCO and Namibian .

"t~lr~hnlrlpr~ • Surface water: Upgrade, maintain and expand hydrological monitoring network by acquiring and installing 14 Telemetry CELO instrumentation, 2 HYCOS stations, 10 Automatic Telemetric Rain gauges (ATR).

Ongoing maintenance and servicing of hydrological stations will continue.
Operationalize Hydrological data collection and management of database system: • - Administration of HYDSTRA database, 70% of station data edited and archived, In addition capacity will be developed in dissemination of data upon request.

fieldwork, editing of data, basic surveying and updating/reviewing of rating formulas of key master stations.
• • Water quality:- Water quality monitoring will continue countrywide Water accounts:- Data collection for the Central Areas of Namibia (CAN) will start 10.4.1.5 Feasibility studies and initiation of the development of water infrastructure • NoordoewerNioolsdrift Dam feasibility study 10.4.1.6 Promotion of Namibia's interest in shared river basins and international organisations • • • • OKACOM - OKACOM week meetings will be attended in Gaborone, Botswana where Technical Committees, Council of Commissioners will deliberate on issue pertaining to the management and reasonable utilization of water resources of the Okavango/Cubango River.
PWC - Bilateral meetings between Namibia and South Africa on the on issues of common interest on the Lower Orange River will continue.

NoordoewerNioolsdrift dam feasibility study will continue.

Namibia will host PWC and Study Management Committee meetings.

ORASECOM - Technical Committees, Council and Ministers meetings will be held and attended.

Amendment to the ORASECOM Agreement will be finalized.

The Strategic Action Plan (SAP) implementation will start.
CUVECOM - Bilateral meetings of Ministers between Namibia and Angola on the management and reasonable utilization of water resources of the Cuvelai and Kunene Rivers will continue.

The CUVECOM will be institutionalized by establishing the Secretariat, and the rapid water resources assessment will be carried out.

ZAMCOM - ZAMTEC and ZAMCOM Council meetings comprising of eight Riparian States on the management and reasonable utilization of water resources of the Zambezi River will continue and attended.
Continue involvement and Adaptive Land-Use (SASSCAL) Cuvelai-Etosha.

for the project Flood Risk Assessment and Monitoring for the Cuvelai and The support Zambezi Basins will continue through German Federal Ministry of Education and Research (BMBF) funding.
UNESCO IHP in the Southern Africa Science Service Centre for Climate Change task on Hydrology flood risk mapping in Zambezi and • • • • Water Sector Support Project: Distribute project document to all stakeholders, Establish/ set up Project Steering committee, NUST programme to roll out during 2016 academic year, UNAM programme to roll out during 2017, Stakeholders' consultation required to develop and implement Flood and Drought Management Plan, Prepare TOR for Development of Flood and Drought Management Plan, MAWF/UNESCO MoU to be finalized.
• AMCOW - Contribution to the M & E Country Report by DWSSC on Water and Sanitation will continue.

The 6th African Water Week and AMCOW Technical Advisory Committee (TAC) and General Assembly meeting will be attended.

Water Resource Technical Committee (WRTC) meetings will be held and attended SADC - The Multi Stakeholder Water Dialogue, RBOs Workshop and SADC Water Ministers • • the importance and vulnerability of transboundary groundwater resources.
- Outcome 2 - Enhanced cross-border dialogue and cooperation based on development of shared management tools, and recommendations for governance reforms focused on improving livelihoods, economic development, gender equality and environmental sustain ability.

- Outcome 3 - Improved capacity in groundwater governance, hydro-diplomacy and gender, and effective communication aiming at replication of project experiences and approaches.

II!'
II!'

10.5.1.4 GEOHYDROLOGICAL INVESTIGATION IN THE CUVELAI ETOSHA BASIN <, ACHIEVEMENTS 2015/16 (N$ 520 000) • Sustainable yield of the Ohangwena 2 aquifer was determined.

• Geohydrological investigations in the Cuvelai-Etosha basin was coordinated.

PLANNED ACTIVITIES 2016/17 • Upgrading the monitoring network by installing the telemetry system in the Ohangwena monitoring network.
10.5.1.5 ARTIFICIAL RECHARGE OF THE WINDHOEK AQUIFER ACHIEVEMENTS 2015/16 (N$ 13 000 000) • Construction of pipeline network to connect boreholes drilled under phase 1 and 2 was done.
10.5.1.6 REVIEW AND UPGRADING OF THE NATIONAL GROUNDWATER MONITORING SYSTEM ACHIEVEMENTS 2015/16 (N$ 1 300 000) Functional groundwater monitoring network system • Development of Groundwater Management Strategy Framework • Oversee the management of groundwater monitoring system • Borehole cameras procured 11:'.. ,J ACHIEVEMENT • Seven (7) regions namely; Omaheke, Hardap, Oshikoto, IIKaras, Erongo, Zambezi and Kunene regions had been serviced with emergency tankers services.
124 boreholes were drilled 105 boreholes were installed • • CHALLENGES • MAWF has a limited number of operational tankers as only 7 reliable water tankers are • operational.

The tender for the procurement of two (2) drilling rigs was cancelled and will be purchased on tender exemption currently in progress of being advertised.
11.5 CAPITAL PROJECTS 11.5.1 RURAL WATER SUPPLY COVERAGE The project aims at providing clean, piped water to rural communities living in areas where the groundwater quality is not suitable for human consumption.

Pipe water schemes are playing a major role in contributing to achieve the Strategic Development Goals and the reduction of poverty.

11.5.1.1 ACHIEVEMENTS FOR 2015/2016 (N$ 97 500 000) • Construction of Katima Mulilo - Ngoma Water Supply Scheme Phase 2 was completed.
• Continuation with the construction of Katima Mulilo - Kongola Phase 2 Water Supply Scheme and is expected to be completed in June 2016.

• Continuation with the construction of the htapa - Okeeholongo Water Supply Scheme and is expected to be completed in August 2016.

• Continuation with the construction of Ondangwa/Omuntele Water Supply Scheme and is expected to be completed in August 2016.
• Continuation with the construction of the water supply pipeline to the displaced communities in Kavango West Region.

• Construction of the Reservoir in Katima Mulilo • • Tenders for the construction of Ruacana South pipeline were advertised.

Feasibility Study for water supply to Otjombinde constituency, commenced.

11.5.1.2 PLANNED ACTIVITIES FOR 2016/2017 King Kauluma - Omutsegwonime Water Supply Scheme.

• • Continue with the construction of Katima Mulilo - Kongola Phase 2 Water Supply Scheme.
• Continue with the feasibility study of; Eenhana - Oshikunde Water Supply Scheme, Otjombinde Water Supply Scheme and Etaka Water Supply Canal.

• Continue with the construction of the litapa - Okeeholongo Water Supply Scheme.

• Commence with the construction of the following water supply schemes: Ruacana South Water Supply Scheme and King Kauluma - Omutsegwonime Water Supply Scheme.

• Construction of Katima Mulilo/Ngoma Reservoir.


• Conduct feasibility studies for the following Water Supply Schemes: Omukandu - Oshituntu Water Supply Scheme, Okankolo - Onkumbula Water Supply Scheme, Khorixas boreholes Water Supply Scheme and Daures Water Supply Scheme.

Providing technical support to other proqrarns, projects and Ministries on water supply and sanitation aspects to fulfill the advisory aspects of the national coordinating role.
• 11.5.2 IMPLEMENTATION OF COMMUNITY BASED MANAGEMENT 11.5.5 CONSTRUCTION OF LARGE DAMS, DESALINATION AND PROVISION OF WATER TO LARGE SETTLEMENTS The project ensures that adequate surface water is captured for water security and promote reliable water supply for human, industrial and agricultural use.

Furthermore, the project aims to augment existing water resources with desalinated sea water or brackish ground water.
11.5.5.1 ACHIEVEMENTS FOR 2015/2016 (N$ 206137 000) Engineering and construction These activities commenced and were achieved at the three main sections of the project, namely: main dam, abstraction works and bulk feeder pipeline.

Main Dam 1.

The excavations of the left bank, right bank and river bed for the dam wall foundations were completed 2.

The aggregate production plant was successfully commissioned and installation of an additional vertical crusher at the Quarry commenced.

3.
3.

Drilling, blasting and stockpiling of aggregate at the Quarry commenced.

4.

The conventional vibrated concrete (CVC) batching plant was commissioned and is operational.

5.

The Roller Compact Concrete (RCC) batching plant was commissioned and is operational.

6.

The overland conveyor belts from the RCC batching plant to the dam were installed and tested.

7.

The TEREX tower crane for the Inlet - Outlet Works was erected.

8.

The RCC full scale trial was completed.

9.


RCC placement -1st phase on the left section from foundation up to level 726.8 was completed.

10.

Reinforcement concrete and mass concrete in the Inlet-Outlet structure commenced.

11.

Installation of Hydro-mechanical equipment in the Intake tower commenced.

12.

Installation of rock dowels in the Apron slab commenced.

13.

Construction of the Diversion culverts commenced.


Abstraction Works The contractor's work is progressing well at the Abstraction Works and the following work commenced and others were completed.

1.

Construction of the coffer dam was completed.

2.

Excavations of the Deflector wall and Sediment trap foundations were completed.

3.

RCC placement for the Deflector Wall was completed.

4.

Construction of the Deflector Wall commenced.

5.

Excavations of the Pump station were completed.

6.
6.

Excavation of the Flood protection berm commenced.

Bulk Feeder Pipeline 1.

Excavations of the Pipeline trench from the pump station at the abstraction works to the Balancing dam were completed.

2.

Laying and backfilling of the DN 1100 pipes in the trench commenced.

3.

Procurement of material (manhole chambers, pipe fittings) commenced.
11.5.5.2 PLANNED ACTIVITIES FOR 2016/2017 Engineering and construction Based on current situation on the ground the funding requirement for this project for the financial year ending 31 March 2017 is N$862 million, with the forecast on the following activities.

Main Dam 1.

Continuation of the Diversion culvert construction.

2.

Continuation with installation of additional crusher at Quarry.

3.

Continuation with the erection and commissioning of the Outlet Works tower cranes.
• Build capacity for development and planning of new sanitation infrastructure in rural communal • • areas.

Conduct awareness-raising on sanitation health and hygiene education in 13 regions and at National Level.

Continue strengthening planning and coordination activities at National and at Regional Levels.
11.6 DEVELOPMENT PARTNER FUNDED PROJECTS 11.6.1 NAMIBIA RED CROSS SOCIETY • The Namibia Red Cross Society (NRCS) continued with the implementation of a 3-year water supply and sanitation project for the rural communities in Kunene, Kavango and Ohangwena regions to the value of N$ 19590450 up to May 2015.

The project was funded under the ACP- EU Water Facility and from the Swedish and Flemish Red Cross.

Report on achievements still has to be received from NRCS.
This project commenced in 2015 and is implemented in Kavango East and West Regions.

The project intends to reach 13000 Households in 28 communities.

Commenced in 2015 and ending in 2016.

Activities include drinking water quality sampling.

11.6.2 EUROPEAN COMMISSION to Namibian Water Supply and Sanitation Sector Programme (NAWASA) that The EU Support commenced in 2011/2012 is still ongoing.
The Operational Implementation Phase of the programme ends in January 2017 whilst the closure phase will be implemented over two years ending January 2019.

The total funding for the five year programme is €36 million, subdivided into 3 main categories - €34.5 million Budget Support, €1.4 million Technical Cooperation and €0.1 million for Evaluation and Audit.

This funding is part of the EDF 10 Agreement between the Government of the Republic of Namibia and the European Union.
A total amount of €8.2 million (Fixed tranche of €5.5 million and variable tranche of €2.

7 million) was disbursed from EU to the Government of Namibia in 2014/2015 and the last disbursement of at least €5.5 million is expected to be received during 2015/2016.
The Sector through DWSSC continues to benefit under EU Technical Assistance Support, a Technical Expert on Sanitation was engaged during period October 2013 - March 2015, and re-engaged for period October 2015 to December 2016. the Keetmanshoop Municipality with the Keetmanshoop Water The EU continues to support Management project funded under the 10th European Development Fund, Africa, Caribbean, Pacific - EU Water Facility, up to a total amount of € 250 000.
Keetmanshoop Municipality is partnered with Kangasala and Lernpaala Municipalities and Tampere University of Technology all from Finland, Polytechnic of Namibia and the Ministry of Regional and Local Government, Housing and Rural Development.

The purpose of the project is to reduce unaccounted-for-water from an estimate of 37% to less than 20% and to improve the operation of the water distribution network through better management practices.
Desert Research Foundation of Namibia (DRFN) benefitted from the Civil Society Foundation which is a program funded by the EU.

The project entitled 'A Pro-poor Approach to WATSAN Service is being implemented in Hardap Region.
Activities implemented include construction of Delivery' eleven Otji Toilets, promotion of Health and hygiene promotion using Community Led Total Sanitation (CLTS) and Participatory Hygiene and Sanitation Transformation (PHAST) approaches and training of 30 community representatives on Health Clubs.

11.6.3 SPANISH AGENCY FOR INTERNATIONAL DEVELOPMENT CO·OPERATION (AECID) AECID has been supporting the WATSAN Sector with technical assistance to strengthen the .

;..
;..

I MAIN DIVISION 12 : FORESTRY RECURRENT BUDGET : N$ 93 037 000 CAPITAL BUDGET : N$ 129600 000 12.1 OBJECTIVE • To practice and promote the sustainable and other woody vegetation, and to enhance socio-economic stability.

and participatory management resources development and environmental of forest 12.2 MAIN FUNCTIONS • Develop, maintain and improve forest resources including their contribution to global carbon • • • • • • • cycles.
Manage, maintain and enhance the productive and protective functions of forest and other wooded lands.

Conserve and maintain the biological diversity of forests and other wooded lands.

Maintain and enhance the socio-economic Utilize undesirable desirable rangeland and wildlife habitats.

Improve and develop the wood industry.

Develop and promote tree planting for a sustainable environment Conduct forest and botanical making in the forestry sector.

benefits of forests and other wooded lands.


and provide information land-use management for sustainable to responsible and economy.

to restore the decision- research in order bushes 12.3 RECURRENT ACTIVITIES 12.3.1.

ACHIEVEMENTS FOR 2015/16 12.3.1.1 FOREST POLICY, PLANNING, LEGISLATION AND INFORMATION The intervention aims to develop or review Forestry Policy and Legislation and communicate and enforce the laws.
issues to the public, spearhead co-ordination in forestry development key • • • • • • • • • including: creations, use of forest 620 awareness and 321 roadblocks operations were carried out on 3 August transport, export and 461 and guided the farmers and public resources.

Eighty one (81) fines were given to those The Forest Act Regulations approved and gazetted in Government Gazettement 2015.
Forest resources use is regulated through issuing harvesting, marketing permits for the produce and a total of 16 666 forest permits were issued.

Law enforcement patrols, 534 resource inspections members on sustainable not adhering to the law.

Illegally harvested forest produce were confiscated and auctioned in Kavango West, Kavango East, Kunene, Omusati, Oshikoto, Ohangwena Treasury authorization was granted to donate 25 000 seedlings to various stakeholders planting purposes during the 2015-2016.
Strategic planning for organizational management both headquarters and regional to the field-based officials.

Tender for leasing firewood and other wood products processing and marketing at Ongwediva, Oshikuku, Okahao, Onhuno and Keetmanshoop was awarded.

Extension pamphlets, Posters on fire prevention and how to fight and care of trees.
Extension messages Broadcasting Corporation in 9 local Information on the importance offorests disseminated to the public during the annual such as Arbor Day, World Environment Day, World Food Day, and World Water Day.

and distributed: Arbor Day posters fire and posters on how to plant at is being implemented technical support are given lanquaqes for two months in the radio.

level, and guidelines and other information were produced, and Oshana regions.
on fire prevention and broadcasted on the National and operations developed and tree printed events for activities on private farms; on land allocated to individual households; woodlots and orchards on communal generating activities.
in community forests; and lands with the aim to increase forest cover and income- • • • • • Technical support provided to 200 farmers on tree planting and orchards development 438.6 Ha of orchard maintained through watering, pruning, applying manure and fertilizers, weeding and apply chemical for insects and disease.

10.2 tons of mangoes, Guavas oranges and lemon were harvested from orchards and sold to the public.

1 389.69 Kg of seeds from different species were collected for seedlings production.
Training on nursery management conducted and 134 nursery staff attended the training.

12.3.1.5.

WOOD INDUSTRY The intervention aims at creating an enabling environment whereby wood based entrepreneurs can access wood resources for commercial purposes.

• • The Ministry facilitated the harvesting of wood for the production of charcoal, poles, droppers, timber, roots, arts and craft and firewood through issuing of permits.

The tender for leasing the wood marketing facilities was awarded.
12.3.1.6 FOREST AND BOTANICAL RESEARCH The intervention aims to develop and implement scientific services to the forestry sector.

forest research projects and provide technical!

• • • • • • The Subdivision Forest Research has managed to maintain and apply treatments to all its field-based research trials.
These trials are the Makambu and Kanovlei fire trials and are for Terminalia coppicing trial, Ziziphus mauritiana (Chinese apple I Indian plum) species trial, Marula germplasm multiplication trial, and Phenological studies of Annona senegalensis (Africa custard apple).

The main aim of the Makambu and Kanovlei fire trials is to test the effect of different fire regimes (fire applied at different times of the year) on the tree and shrub as well as grass growth patterns.
For the Terminalia coppicing trial, the main aim of this trial Terminalia sericea by applying different pruning methods.

is to test the coppicing ability of For the Ziziphus mauritiana species trial, the main aim is to test the ability of this species (original from Malawi) to grow under our climatic conditions.

The trial was planted at Eunda in Omusati region.


In the case ofthe Marula germplasm multiplication trial, the main aim ofthis trial is to determine the ability of marula to be propagated through grafting.

Establishment of the frost and drought resistant species trial in the Hardap and IIKharas regions has commenced.

The aim ofthe drought and frost resistant species trial is to identify tree species of specific value that can survive the harsh environmental conditions in Namibia.

• .
• .

Subdivision Forest Monitoring and Mapping: monthly burnt area reports as well as the daily fire bulletins were produced as scheduled.

These maps give a clear indication where veld fires occurred.

All other maps such as the State forest vegetation map for Caprivi State Forest, Community Forest zone maps and Fire cutline priority area maps were produced.

12.3.1.7.

HUMAN RESOURCE DEVELOPMENT The intervention focus on capacity build and support to the implementation of forestry programme and projects.
• Human resources management and services delivery has significant improved due to the I ..·········'·.·.· I'·'··.·.· r" ~ •.

• Construct community facilities at the following community forest: Katope, Kwandu, Sikanjabuka, Likwaterera, Ncumucara, Ondjou, Lubuta, and Nyae - Nyae.

12.3.2.3 FOREST PROTECTION AND CONSERVATION • Develop and implement fire management plans.

• • • • • • • Establish and equip regional based fire management units.

Train communities in fire management and beekeeping.
Create awareness on forest fire management.

Maintain Fire Early Warning Information Systems.

Declare fire hazard areas in the Government Gazette.

Identification and maintenance of fire breaks/cut lines.

Erect billboards for fire management information.

12.3.2.4 TREE PLANTING AND ORCHARD DEVELOPMENT • Continue with tree management • Apply good nursery practices in thirteen regions.

• Provide technical support to farmers for tree planting activities.
• Expand tree planting and orchard development to Green Scheme.

in orchard and woodlots.

12.3.2.5 WOOD INDUSTRY • Operationalize firewood marketing facilities • Support projects for wood products by create enabling environment 12.3.2.6 FOREST AND BOTANICAL RESEARCH • Continue to maintain existing field based research trials.

• Establish at least one new field based research trial.

• Continue to implement and curate all activities at the National Botanical Research.
Institute such as the botanical garden, herbarium, National Plant Genetic Resources Centre (NPGRC), Economic Botany and threatened plants.

• Continue to produce Daily Fire bulletins, monthly fire maps and other maps as may be required.

12.3.2.7 HUMAN RESOURCE DEVELOPMENT • Conduct training on law-enforcement.

• • Capacity building on adaptation climate changes through Social Forestry.

Train staff members on fire management, beekeeping, GIS (GPS) and nursery management.
12.4 CAPITAL PROJECTS 12.4.1 INTEGRATED FOREST RESOURCES MANAGEMENT 12.4.1.1 ACHIEVEMENTS FOR 2015/2016 (N$ 78 000) • 242 178 Seedlings produced and 57 867seedlings were sold to the public at subsidised prices in order to encourage tree planting and about 21 279 were donated to communities for orchards establishment.

• A total of 50 hectares have been cleared and prepared for planting but only 13 ha could be planted with 7232 seedlings and this is attributed to dry spell that the country is experienced.
• Firefighting equipment and tools procured through tender namely: 60 firefighting machines, 400 pairs of gloves, 659 pairs of boots, 677 pairs of overalls, 260 googles, 280 face shields, 250 GPS, 830 fire beaters and 460 Knapsack sprays.

I • Plant 20 ha of orchard and woodlots with 20 000 seedlings.

• Maintain and management of 490 ha of woodlots and orchards.
• Support community on sustainable management and utilisation of forest resources through community forestry concept in the following regions: Otjozondjupa, Omaheke, Kunene, Omusati, Oshana, Oshikoto, Ohangwena, Kavango East and Kavango West and Zambezi in Namibia phase II (CFN II) and Sustainable region supported by Community Forest management of Namibia Forested Lands (NAFOLA) project.

• Construct thirteen Community Forestry Centres and curious shops and equipped with necessary equipment and tools.
• Support firewood business, timber harvesting business, beekeeping, guinea fowls farming, wood carving and carpentry.

• • The Ministry will continue to provide office spaces and accommodation at various locations for staff to be able to deliver services to the public.

Staff accommodations and offices for new established offices as per new structure are; Epembe, Aranos, Kongola, Karibib.

Omaruru and contribution to the construction of NBRI-SASCAL Centre.
The Ministry will finalise infrastructure that were not completed during 2015/2016 (roil-over) at Onankali, Mukwe, Ndiyona, Mpungu, Khorixas, Karasburg, Okangwati, Epukiro, Ben-Hur, Aminius and Hamoye.
12.4.2 DE-BUSHING IN COMMERCIAL AND COMMUNAL AREAS 12.4.2.1 PLANNED ACTIVITIES FOR 2016/2017 NEW • • • The Ministry will continue with the implementation of de-bushing to reduce the extent of bush encroachment on state-owned land, increase the land's carrying capacity of the farming land and improve livestock production in the country and facilitate the process to add value to the bush removed and create the much-needed jobs for Namibians.
18 000 ha to be cleared in communal and commercial areas and estimated to clear 3 000 Hectares in Government farms.

The new de-bushing project funded by GIZ will support the production of the National Strategy for Optimization and management of encroacher bush (invader bush) and the implementation thereof.
Establish De-bushing Advisory Service providing theoretical and tangible advice and support to emerging, communal and commercial farmers affected by bush encroachment with linkages to operators of and investors in bush biomass processing machines, plants, and biomass product buyers in relation to existing potential opportunities of value addition to the bush.

-..•.

I